XML 32 R22.htm IDEA: XBRL DOCUMENT
v3.24.1.u1

Commitments and Contingencies | 6 Months Ended
--- | ---
Mar. 31, 2024
Commitments and Contingencies |
Commitments and Contingencies | 15. Commitments and Contingencies ​ The Company records amounts representing its probable estimated liabilities relating to claims, guarantees, litigation, audits and investigations. The Company relies in part on qualified actuaries to assist it in determining the level of reserves to establish for insurance-related claims that are known and have been asserted against it, and for insurance-related claims that are believed to have been incurred based on actuarial analysis, but have not yet been reported to the Company’s claims administrators as of the respective balance sheet dates. The Company includes any adjustments to such insurance reserves in its consolidated results of operations. The Company’s reasonably possible loss disclosures are presented on a gross basis prior to the consideration of insurance recoveries. The Company does not record gain contingencies until they are realized. In the ordinary course of business, the Company may not be aware that it or its affiliates are under investigation and may not be aware of whether or not a known investigation has been concluded. ​ In the ordinary course of business, the Company may enter into various arrangements providing financial or performance assurance to clients, lenders, or partners. Such arrangements include standby letters of credit, surety bonds, and corporate guarantees to support the creditworthiness or the project execution commitments of its affiliates, partnerships and joint ventures. The Company’s unsecured credit arrangements are used for standby letters of credit issued in connection with general and professional liability insurance programs and for contract performance guarantees. At March 31, 2024 and September 30, 2023, these outstanding standby letters of credit totaled $895.3 million and $878.9 million, respectively. As of March 31, 2024, the Company had $418.9 million available under these unsecured credit facilities. Performance arrangements typically have various expiration dates ranging from the completion of the project contract and extending beyond contract completion in some circumstances such as for warranties. The Company may also guarantee that a project, when complete, will achieve specified performance standards. If the project subsequently fails to meet guaranteed performance standards, the Company may incur additional costs, pay liquidated damages or be held responsible for the costs incurred by the client to achieve the required performance standards. The potential payment amount of an outstanding performance arrangement is typically the remaining cost of work to be performed by or on behalf of third parties. Generally, under joint venture arrangements, if a partner is financially unable to complete its share of the contract, the other partner(s) may be required to complete those activities. ​ At March 31, 2024, the Company was contingently liable in the amount of approximately $899.7 million in issued standby letters of credit and $4.7 billion in issued surety bonds primarily to support project execution. ​ In the ordinary course of business, the Company enters into various agreements providing financial or performance assurances to clients on behalf of certain unconsolidated partnerships, joint ventures and other jointly executed contracts. These agreements are entered into primarily to support the project execution commitments of these entities. ​ The Company’s investment adviser jointly manages and sponsors the AECOM-Canyon Equity Fund, L.P. (the “Fund”), in which the Company indirectly holds an equity interest and has an ongoing capital commitment to fund investments. At March 31, 2024, the Company has capital commitments of $7.1 million to the Fund over the next 5 years. ​ In addition, in connection with the investment activities of AECOM Capital, the Company provides guarantees of certain contractual obligations, including guarantees for completion of projects, repayment of debt, environmental indemnity obligations and other lender required guarantees. ​ In February 2024, the Company was informed of a potential liability as one of the indemnitors on a divested business’ surety bonds. The Company does not have sufficient information to determine the range of potential impacts, however, it is reasonably possible that the Company may incur additional costs related to these bonds. ​ Department of Energy Deactivation, Demolition, and Removal Project ​ A former affiliate of the Company, Amentum Environment & Energy, Inc., f/k/a AECOM Energy and Construction, Inc. (“Former Affiliate”), executed a cost-reimbursable task order with the Department of Energy (DOE) in 2007 to provide deactivation, demolition and removal services at a New York State project site that, during 2010, experienced contamination and performance issues. In February 2011, the Former Affiliate and the DOE executed a Task Order Modification that changed some cost-reimbursable contract provisions to at-risk. The Task Order Modification, including subsequent amendments, required the DOE to pay all project costs up to $106 million, required the Former Affiliate and the DOE to equally share in all project costs incurred from $106 million to $146 million, and required the Former Affiliate to pay all project costs exceeding $146 million. ​ Due to unanticipated requirements and permitting delays by federal and state agencies, as well as delays and related ground stabilization activities caused by Hurricane Irene in 2011, the Former Affiliate was required to perform work outside the scope of the Task Order Modification. In December 2014, the Former Affiliate submitted an initial set of claims against the DOE pursuant to the Contracts Disputes Acts seeking recovery of $103 million, including additional fees on changed work scope (the “2014 Claims”). On December 6, 2019, the Former Affiliate submitted a second set of claims against the DOE seeking recovery of an additional $60.4 million, including additional project costs and delays outside the scope of the contract as a result of differing site and ground conditions (the “2019 Claims”). The Former Affiliate also submitted three alternative breach of contract claims to the 2014 and 2019 Claims that may entitle the Former Affiliate to recovery of $148.5 million to $329.4 million. On December 30, 2019, the DOE denied the Former Affiliate’s 2014 Claims. On September 25, 2020, the DOE denied the Former Affiliate’s 2019 Claims. The Company filed an appeal of these decisions on December 20, 2020 in the Court of Federal Claims. Deconstruction, decommissioning and site restoration activities are complete. ​ On January 31, 2020, the Company completed the sale of its Management Services business, including the Former Affiliate who worked on the DOE project, to Maverick Purchaser Sub LLC (MS Purchaser), an affiliate of American Securities LLC and Lindsay Goldberg LLC. The Company and the MS Purchaser agreed that all future DOE project claim recoveries and costs will be split 10% to the MS Purchaser and 90% to the Company with the Company retaining control of all future strategic legal decisions. ​ The Company intends to vigorously pursue all claimed amounts but can provide no certainty that the Company will recover 2014 Claims and 2019 Claims submitted against the DOE, or any additional incurred claims or costs, which could have a material adverse effect on the Company’s results of operations. Refinery Turnaround Project ​ A Former Affiliate of the Company entered into an agreement to perform turnaround maintenance services during a planned shutdown at a refinery in Montana in December 2017. The turnaround project was completed in February 2019. Due to circumstances outside of the Company’s Former Affiliate’s control, including client directed changes and delays and the refinery’s condition, the Company’s Former Affiliate performed additional work outside of the original contract of over $90 million and is entitled to payment from the refinery owner of approximately $144 million. In March 2019, the refinery owner sent a letter to the Company’s Former Affiliate alleging it incurred approximately $79 million in damages due to the Company’s Former Affiliate’s project performance. In April 2019, the Company’s Former Affiliate filed and perfected a $132 million construction lien against the refinery for unpaid labor and materials costs. In August 2019, following a subcontractor complaint filed in the Thirteenth Judicial District Court of Montana asserting claims against the refinery owner and the Company’s Former Affiliate, the refinery owner crossclaimed against the Company’s Former Affiliate and the subcontractor. In October 2019, following the subcontractor’s dismissal of its claims, the Company’s Former Affiliate removed the matter to federal court and cross claimed against the refinery owner. In December 2019, the refinery owner claimed $93.0 million in damages and offsets against the Company’s Former Affiliate. ​ On January 31, 2020, the Company completed the sale of its Management Services business, including the Former Affiliate, to the MS Purchaser; however, the Refinery Turnaround Project, including related claims and liabilities, has been retained by the Company. Trial is expected to begin in the second quarter of fiscal year 2025. The Company intends to vigorously prosecute and defend this matter; however, the Company cannot provide assurance that the Company will be successful in these efforts. The resolution of this matter and any potential range of loss cannot be reasonably determined or estimated at this time, primarily because the matter raises complex legal issues that the Company is continuing to assess.

X
- References No definition available. + Details
Name: | us-gaap_CommitmentsAndContingenciesDisclosureAbstract
Namespace Prefix: | us-gaap_
Data Type: | xbrli:stringItemType
Balance Type: | na
Period Type: | duration

X
- Definition The entire disclosure for commitments and contingencies. + References Reference 1: http://www.xbrl.org/2003/role/disclosureRef -Topic 440 -SubTopic 10 -Name Accounting Standards Codification -Section 50 -Paragraph 4 -Subparagraph (a) -Publisher FASB -URI https://asc.fasb.org//1943274/2147482648/440-10-50-4 Reference 2: http://www.xbrl.org/2009/role/commonPracticeRef -Topic 450 -Name Accounting Standards Codification -Publisher FASB -URI https://asc.fasb.org//450/tableOfContent Reference 3: http://www.xbrl.org/2003/role/disclosureRef -Topic 954 -SubTopic 440 -Name Accounting Standards Codification -Section 50 -Paragraph 1 -Subparagraph (a) -Publisher FASB -URI https://asc.fasb.org//1943274/2147480327/954-440-50-1 Reference 4: http://www.xbrl.org/2003/role/disclosureRef -Topic 440 -SubTopic 10 -Name Accounting Standards Codification -Section 50 -Paragraph 4 -Subparagraph (c) -Publisher FASB -URI https://asc.fasb.org//1943274/2147482648/440-10-50-4 Reference 5: http://fasb.org/us-gaap/role/ref/legacyRef -Topic 440 -Name Accounting Standards Codification -Publisher FASB -URI https://asc.fasb.org//440/tableOfContent + Details
Name: | us-gaap_CommitmentsAndContingenciesDisclosureTextBlock
Namespace Prefix: | us-gaap_
Data Type: | dtr-types:textBlockItemType
Balance Type: | na
Period Type: | duration