XML 25 R13.htm IDEA: XBRL DOCUMENT
v3.25.2

Revisions in Estimates | 6 Months Ended
--- | ---
Jun. 30, 2025
Quarterly Financial Information Disclosure [Abstract] |
Revisions in Estimates | Revisions in Estimates Our profit recognition related to construction contracts is based on estimates of transaction price and costs to complete each project. These estimates can vary significantly in the normal course of business as projects progress, circumstances develop and evolve, and uncertainties are resolved. Changes in estimates of transaction price and costs to complete may result in the reversal of previously recognized revenue if the current estimate adversely differs from the previous estimate. In addition, the estimated or actual recovery related to estimated costs associated with unresolved affirmative claims and back charges may be recorded in future periods or may be at values below the associated cost, which can cause fluctuations in the gross profit impact from revisions in estimates. When we experience significant revisions in our estimates, we undergo a process that includes reviewing the nature of the changes to ensure that there are no material amounts that should have been recorded in a prior period rather than as revisions in estimates for the current period. For revisions in estimates, generally we use the cumulative catch-up method for changes to the transaction price that are part of a single performance obligation. Under this method, revisions in estimates are accounted for in their entirety in the period of change. There can be no assurance that we will not experience further changes in circumstances or otherwise be required to revise our estimates in the future. In our review of these changes for the three and six months ended June 30, 2025 and 2024, we did not identify any material amounts that should have been recorded in a prior period. The projects with increases from revisions in estimates, which individually had an impact of $5.0 million or more on gross profit, are summarized as follows (dollars in millions, except per share data):
|  | Three Months Ended June 30, |  | Six Months Ended June 30,
|  |  | 2025 |  |  | 2024 |  |  | 2025 |  |  | 2024
Number of projects with upward estimate changes |  |  | 1 |  |  |  | — |  |  |  | 3 |  |  |  | 1 |
Range of increase in gross profit, net |  | $ | 6.8 |  |  | $ | — |  |  | $ | 6.3 - 9.8 |  | $ | 6.1 |
Increase to project profitability, net |  | $ | 6.8 |  |  | $ | — |  |  | $ | 22.9 |  |  | $ | 4.7 |
Increase to net income |  | $ | 5.1 |  |  | $ | — |  |  | $ | 17.1 |  |  | $ | 4.7 |
Increase to net income attributable to Granite Construction Incorporated |  | $ | 5.1 |  |  | $ | — |  |  | $ | 17.1 |  |  | $ | 4.7 |
Increase to net income per diluted share attributable to common shareholders |  | $ | 0.10 |  |  | $ | — |  |  | $ | 0.33 |  |  | $ | 0.11 |
The increase during the three and six months ended June 30, 2025 was due to settlement of outstanding claims and production at a higher rate than anticipated and acceleration of project schedule. The increase during the six months ended June 30, 2024 was due to changes in the estimated transaction price related to unresolved contract modifications resulting from revisions to project work plans, permitting and schedule. None of the increases above had an impact on non-controlling interest. The projects with decreases from revisions in estimates, which individually had an impact of $5.0 million or more on gross profit, are summarized as follows (dollars in millions, except per share data):
|  | Three Months Ended June 30, |  | Six Months Ended June 30,
|  |  | 2025 |  |  | 2024 |  |  | 2025 |  |  | 2024
Number of projects with downward estimate changes |  |  | 1 |  |  |  | 2 |  |  |  | 2 |  |  |  | 3 |
Range of reduction in gross profit, net |  | $ | 5.4 |  |  | $ | 5.3 - 10.1 |  | $ | 6.8 - 14.3 |  | $ | 5.9 - 17.8
Decrease to project profitability, net |  | $ | 5.4 |  |  | $ | 15.5 |  |  | $ | 21.1 |  |  | $ | 30.2 |
Decrease to net income |  | $ | 4.1 |  |  | $ | 11.9 |  |  | $ | 15.8 |  |  | $ | 23.2 |
Amounts attributable to non-controlling interests |  | $ | — |  |  | $ | 2.7 |  |  | $ | — |  |  | $ | 3.2 |
Decrease to net income attributable to Granite Construction Incorporated |  | $ | 4.1 |  |  | $ | 9.2 |  |  | $ | 15.8 |  |  | $ | 19.9 |
Decrease to net income per diluted share attributable to common shareholders |  | $ | 0.08 |  |  | $ | 0.17 |  |  | $ | 0.30 |  |  | $ | 0.45 |
The decreases during the three and six months ended June 30, 2025 and 2024 were due to additional costs related to changes in project duration, lower productivity than originally anticipated, and increased labor and materials costs.

X
- Definition The entire disclosure for revisions in estimates. + References No definition available. + Details
Name: | gva_RevisionsInEstimatesTextBlock
Namespace Prefix: | gva_
Data Type: | dtr-types:textBlockItemType
Balance Type: | na
Period Type: | duration

X
- References No definition available. + Details
Name: | us-gaap_QuarterlyFinancialInformationDisclosureAbstract
Namespace Prefix: | us-gaap_
Data Type: | xbrli:stringItemType
Balance Type: | na
Period Type: | duration