EX-10.1 2 lanc-20181231xexhibit101.htm EX-10.1
Exhibit 10.1
Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Standard Form of Agreement Between
Owner and Design-Builder - Cost Plus Fee with
an Option for a Guaranteed Maximum Price
This document has important legal consequences. Consultation with
an attorney is recommended with respect to its completion or modification.
This AGREEMENT is made as of the 28th day of November in the year of 2018, by and between the following parties, for services in connection with the Project identified below:
OWNER:
Sister Schubert’s Homemade Rolls, Inc.
380 Polaris Parkway
Suite 400
Westerville, OH 43082
DESIGN-BUILDER:
Shambaugh & Son, L.P.
7614 Opportunity Drive
P.O. Box 1287
Fort Wayne, IN 46801
PROJECT:
Sister Schubert Line 4 Addition
900 Top Quality Drive
Horse Cave, KY
In consideration of the mutual covenants and obligations contained herein, Owner and Design-Builder agree as set forth herein.

Page 1 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Article 1
Scope of Work
1.1 Design-Builder shall perform all design and construction services, and provide all material, equipment, tools and labor, necessary to complete the Work described in and reasonably inferable from the Contract Documents.
Article 2
Contract Documents
2.1 The Contract Documents are comprised of the following:

.1 | All written modifications, amendments (including, as applicable, the GMP Exhibit referenced in Section 6.5.1.1 hereof and attached hereto as Exhibit A), and change orders to this Agreement issued in accordance with the attached DBIA Document No. 535, Standard Form of General Conditions of Contract Between Owner and Design-Builder (“General Conditions of Contract”);

.2 | This Agreement, including all exhibits (but excluding the GMP Exhibit (Exhibit A)) and attachments;

.3 | The General Conditions of Contract;

.4 | Construction Documents prepared and approved in accordance with Section 2.4 of the General Conditions of Contract;

.a Specifications
.b Drawings

.5 | The following other documents, if any:

.a Exhibit B: Partnership Base T&M Rates Sheet
.b Exhibit C: List of Consumables
.c Exhibit D: Insurance Requirements for Design-Builder
.d Exhibit E: Schedule of Wages of Design-Builder’s Direct Employees, Supervisory, and Administrative Personnel
.e Exhibit F: Owner’s Permit List
Article 3
Interpretation and Intent
3.1 The Contract Documents are intended to permit the parties to complete the Work and all obligations required by the Contract Documents within the Contract Time(s) for the Contract Price. The Contract Documents are intended to be complementary and interpreted in harmony so as to avoid conflict, with words and phrases interpreted in a manner consistent with construction and design industry standards. In the event of any inconsistency, conflict, or ambiguity between or among the Contract Documents, the Contract Documents shall take precedence in the order in which they are listed in Section 2.1 hereof.
3.2 Terms, words and phrases used in the Contract Documents, including this Agreement, shall have the meanings given them in the General Conditions of Contract.
3.3 The Contract Documents form the entire agreement between Owner and Design-Builder and by incorporation herein are as fully binding on the parties as if repeated herein. No oral representations or other agreements have been made by the parties except as specifically stated in the Contract Documents.

Page 2 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Article 4
Ownership of Work Product
4.1 Work Product. All drawings, specifications and other documents and electronic data furnished by Design-Builder to Owner under this Agreement (“Work Product”) are deemed to be instruments of service and Design-Builder shall retain the ownership and property interests therein, including the copyrights thereto.
4.2 Owner’s Limited License Upon Payment in Full. Upon Owner’s payment in full for all Work performed under the Contract Documents, Design-Builder shall grant Owner a limited license to use the Work Product in connection with Owner’s occupancy of the Project, conditioned on Owner’s express understanding that its use of the Work Product is at Owner’s sole risk and without liability or legal exposure to Design-Builder or anyone working by or through Design-Builder, including Design Consultants of any tier (collectively the
“Indemnified Parties”).
4.3 Owner’s Limited License Upon Owner’s Termination for Convenience or Design-Builder’s Election to Terminate. If Owner terminates the Project for its convenience as set forth in Article 8 hereof, or if Design-Builder elects to terminate this Agreement in accordance with Section 11.4 of the General Conditions of Contract, Design-Builder shall, upon Owner’s payment in full of the amounts due Design-Builder under the Contract Documents, grant Owner a limited license to use the Work Product to complete the Project and subsequently occupy the Project, conditioned on the following:

.1 | Use of the Work Product is at Owner’s sole risk without liability or legal exposure to any Indemnified Party.

4.4 Owner’s Limited License Upon Design-Builder’s Default. If this Agreement is terminated due to Design-Builder’s default pursuant to Section 11.2 of the General Conditions of Contract and (i) it is determined that Design-Builder was in default and (ii) Owner has fully satisfied all of its obligations under the Contract Documents, Design-Builder shall grant Owner a limited license to use the Work Product in connection with Owner’s completion and occupancy of the Project. This limited license is conditioned on Owner’s express understanding that its use of the Work Product is at Owner’s sole risk and without liability or legal exposure to any Indemnified Party.
4.5 Owner’s Indemnification for Use of Work Product. If Owner uses the Work Product under any of the circumstances identified in this Article 4, Owner shall defend, indemnify and hold harmless the Indemnified Parties from and against any and all claims, damages, liabilities, losses and expenses, including attorneys’ fees, which are claimed or asserted by persons or entities other than Design-Builder or any of Design-Builder’s architects, contractors, subcontractors, or consultants which arise out of or result from the use of the Work Product. In the event Owner fails to honor its indemnification obligations hereunder and Design-Builder or any of Design-Builder’s architects, contractors, subcontractors, or consultants incur attorneys’ fees related to the defense of any such claim, damage, liability, loss or expense for which Owner owes indemnification, Owner shall be liable for said attorneys’ fees.
Article 5
Contract Time
5.1 Date of Commencement. The Work shall commence within five (5) days of Design-Builder’s receipt of Owner’s Notice to Proceed (“Date of Commencement”) unless the parties mutually agree otherwise in writing.
5.2 Substantial Completion and Final Completion
5.2.1 Substantial Completion of the entire Work shall be achieved no later than November 27, 2019 (“Scheduled Substantial Completion Date”).
.1 Should the Scheduled Substantial Completion Date be exceeded by Thirty (30) days or less through no fault of the Design-Builder, then the Design-Builder shall receive no additional compensation for services in accordance with Article 2 or increase in the Guaranteed Maximum Price. Should the Scheduled Substantial Completion Date be exceeded by more than Thirty (30) days through no fault of the Design-Builder, then the Scheduled Substantial Completion Date and the Guaranteed Maximum Price, as applicable, shall be equitably

Page 3 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
adjusted by mutual agreement in writing between the Owner and Design-Builder as follows: (i) with respect to the Scheduled Substantial Completion Date, such date shall be extended by the number of days equal to the actual number of days that the Project has been so delayed and, (ii) with respect to the Guaranteed Maximum Price, the increase in the Guaranteed Maximum Price shall not exceed the actual costs, plus Design-Builder’s Fee, incurred by the Design-Builder in connection with such delay, and in no event shall include any adjustment in compensation for lost opportunity or other consequential damages which may be claimed by the Design-Builder. The conditions under which the Design-Builder may be entitled to an extension in the Scheduled Substantial Completion Date and increase in the Guaranteed Maximum Price under this Paragraph 5.2.1, or elsewhere in the Contract Documents, are limited to the following circumstances and no others:
a) Force Majeure, defined as the following events:

1) | Fire, flood or other unavoidable insured casualty;

2) | An embargo by the Government of the United States;

3) | Except in connection with a labor dispute on-site or at locations under the control of the Design-Builder, any strike, work stoppage or lockout in industries essential to the conduct of the Work in no way caused or resulting from default or collusion on the part of the Design-Builder;

4) | Unusual delays caused by any change in governmental controls or regulations after the commencement of construction; or

5) | Acts of war or terrorism having a demonstrable, direct, adverse effect on the ability of the Design/Builder to perform its responsibilities under the terms of this Agreement.

b) | Undisclosed site conditions to the extent not consistent with the nature of the Work.

c) | Any act or omission of the Owner, or Owner’s other contractors or vendors.

d) Delays in Owner furnished equipment or services.
Notwithstanding the foregoing, if the Design-Builder’s own acts or failures to act cause or contribute to the extension of the Construction Phase beyond the original schedule, the Design-Builder will receive no additional compensation under this Agreement. Further, the Design-Builder will receive no additional compensation under this Agreement for delays or additional costs to the Design-Builder occasioned by acts, failures to act or delays by Subcontractors under the Design/Builder’s oversight and supervision. In addition, Design-Builder shall be obligated to pay liquidated damages as set forth in Section 5.2.1.2 below.
.2 Owner and Design-Builder further agree that if the Design-Builder fails to achieve Substantial Completion on or before the date set forth in Section 5.2.1 above and if Design-Builder is not entitled to an adjustment of time as provided for in Section 5.2.1.1 above, or as otherwise provided in the Contract Documents, then the Owner will suffer damages and that such damages will be difficult to ascertain. The Owner and the Design-Builder further agree that for each day the Design-Builder fails to achieve Substantial Completion after the date set forth is Section 5.2.1 above, the Design-Builder shall pay or credit to the Owner, as liquidated damages and not as a penalty [*************************** ********] commencing on the date set forth in Section 5.2.1 above and ending on the date Substantial Completion in achieved. The Design-Builder agrees that these fixed liquidated damages are not established as a penalty but are calculated and agreed upon in advance due to the uncertainty and difficulty of making a determination as to the actual damages which the Owner would incur if Design-Builder would fail to achieve Substantial Completion by the date set forth in Section 5.2.1 above. The liquidated damages stated herein shall be the exclusive measure of those damages sustained by the Owner due to a breach by Design-Builder of its agreement to achieve Substantial Completion by the date set forth in Section 5.2.1 above. If Design/Builder believes that Substantial Completion will not be achieved within the time described in Section 5.2.1 above, the Design/Builder shall provide a one-time written notice delivered to Owner not less than 90 days prior to the Scheduled Substantial Completion Date providing a new Scheduled Substantial Completion Date (the “Revised Scheduled Substantial Completion Date”), which shall be no more than 30 days following the Scheduled Substantial Completion Date. If Design/Builder achieves Substantial Completion on or before the Revised Scheduled Substantial Completion Date, the liquidated damages for the period up to the Revised Scheduled Substantial Completion Date shall be assessed at 50% of the amount of liquidated damages that would otherwise apply to such time period of time pursuant to this Section. If the Design/Builder, provides written notice and does not achieve Substantial Completion by the Revised Substantial Completion Date, the full amount of liquidated damages will be assessed up to the date of Substantial Completion.

Page 4 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
5.2.2 Final Completion of the Work or identified portions of the Work shall be achieved as expeditiously as reasonably practicable.
5.2.3 All of the dates set forth in this Article 5 (“Contract Time(s)”) shall be subject to adjustment in accordance with the General Conditions of Contract.
5.3 Time is of the Essence. Owner and Design-Builder mutually agree that time is of the essence with respect to the dates and times set forth in the Contract Documents.
Article 6
Contract Price
6.1 Contract Price
6.1.1 Owner shall pay Design-Builder in accordance with Article 6 of the General Conditions of Contract a contract price (“Contract Price”) equal to Design-Builder’s Fee (as defined in Section 6.2 hereof) plus the Cost of the Work (as defined in Section 6.3 hereof), subject to any GMP established in Section 6.5 hereof and any adjustments made in accordance with the General Conditions of Contract.
6.1.2 [Intentionally blank]:
6.2 Design-Builder’s Fee
6.2.1 Design-Builder’s Fee shall be:
See Exhibit B.
6.3 Cost of the Work. The term Cost of the Work shall mean costs reasonably incurred by Design-Builder in the proper performance of the Work. The Cost of the Work shall include only the following:

.1 | Wages of direct employees of Design-Builder performing the Work at the Site or at locations off the Site.

.2 | The costs for those employees of Design-Builder performing professional services shall be those rates set forth in Exhibit B to this Agreement.

.3 | Wages or salaries of all other Design-Builder’s supervisory and administrative personnel engaged in the performance of the Work and who are located at the Site or working off-Site to assist in the production or transportation of material and equipment necessary for the Work.

.4 | Costs incurred by Design-Builder for employee benefits, premiums, taxes, insurance, contributions and assessments required by law, collective bargaining agreements, or which are customarily paid by Design-Builder, to the extent such costs are based on wages and salaries paid to employees of Design-Builder covered under Sections 6.3.1 through 6.3.3 hereof, as set forth in Exhibit E.

.5 | The reasonable portion of the cost of travel, accommodations and meals for Design-Builder’s personnel necessarily and directly incurred in connection with the performance of the Work.

.6 | Payments properly made by Design-Builder to Subcontractors and Design Consultants for performance of portions of the Work, including any insurance and bond premiums incurred by Subcontractors and Design Consultants.

.7 | [Intentionally blank]

.8 | Costs, including transportation, inspection, testing, storage and handling, of materials, equipment and supplies incorporated or reasonably used in completing the Work.

Page 5 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.

.9 | Costs less salvage value of materials, supplies, temporary facilities, machinery and equipment that are not fully consumed in the performance of the Work and which remain the property of Design-Builder, including the costs of transporting, inspecting, testing, handling, installing, maintaining, dismantling and removing such items.

.10 | Costs of removal of debris and waste from the Site.

.11 | The reasonable costs and expenses incurred in establishing, operating and demobilizing the Site office, including the cost of facsimile transmissions, long‑distance telephone calls, postage and express delivery charges, telephone service, photocopying and reasonable petty cash expenses.

.12 | Rental charges and the costs of transportation, installation, minor repairs and replacements, dismantling and removal of temporary facilities, machinery and equipment which are provided by Design-Builder at the Site, whether owned or rented by Design-Builder or rented from others, and used in the performance of the Work. The rental rates for any such facilities, machinery and equipment shall be charged at the most current edition of the AED, MCA or NECA rates to be reviewed and approved by Owner, which approval shall not be unreasonably withheld.

.13 | Premiums for insurance, other than payroll and bonds required by this Agreement or the performance of the Work.

.14 | All reasonable fuel and utility costs incurred in the performance of the Work.

.15 | Sales, use or similar taxes, tariffs or duties incurred in the performance of the Work.

.16 | Legal costs, court costs and costs of mediation and arbitration reasonably arising from Design-Builder’s performance of the Work, provided such costs do not arise from disputes between Owner and Design-Builder or between the Owner and any of Design-Builder’s architect(s), contractors, subcontractors, consultants, or material and equipment suppliers.

.17 | Costs for permits, royalties, licenses, tests and inspections incurred by Design-Builder as a requirement of the Contract Documents.

.18 | The cost of defending suits or claims for infringement of patent rights arising from the use of a particular design, process, or product required by Owner, paying legal judgments against Design-Builder resulting from such suits or claims, and paying settlements made with Owner’s consent.

.19 | Deposits which are lost, except to the extent caused by Design-Builder’s negligence.

.20 | Costs incurred in preventing damage, injury or loss in case of an emergency affecting the safety of persons and property.

.21 | Other costs reasonably and properly incurred in the performance of the Work to the extent approved in writing by Owner.

.22 | Small tools shall be defined as having a value of $500 or less. Small tools, whether purchased for the job, rented from Design-Builder, or otherwise provided from Design-Builder’s stock, shall remain Design-Builder’s property. Costs for this item which are included in the Cost of the Work shall only apply to small tools which are purchased or otherwise provided for use by personnel in direct employment of Design-Builder, and the total Allowance of all such costs is included in the GMP at the estimated value of $50,000.00. The small tools Allowance shall be capped at 3% of the total labor costs, including fringes, taxes, insurance, and markup.

.23 | Consumables shall be covered by a 4% cost against the total labor costs including fringes, taxes, insurance and mark-up for personnel in direct employment of Contractor. (See Exhibit C for list of consumables.)

Page 6 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.

.24 | Costs for pre-fab shop tools, consumables and utilities in the amount of $14.00 per hour worked.

6.4 Non-Reimbursable Costs
The following shall be excluded from the Cost of the Work:

.1 | Compensation for Design-Builder’s personnel stationed at Design-Builder’s principal or branch offices, except as provided for in Sections 6.3.1, 6.3.2 and 6.3.3 hereof.

.2 | Overhead and general expenses, except as provided for in Section 6.3 hereof, or which may be recoverable for changes to the Work.

.3 | The cost of Design-Builder’s capital used in the performance of the Work.

.4 | If the parties have agreed on a GMP, costs that would cause the GMP, as adjusted in accordance with the Contract Documents, to be exceeded.

6.5 The Guaranteed Maximum Price
6.5.1 GMP Established Upon Execution of this Agreement
6.5.1.1 Design-Builder guarantees that it shall not exceed the GMP amount of Thirty-Nine Million Five Hundred Fifty-Four Thousand Eight Hundred Twenty-Six Dollars ($39,554,826.00). Design-Builder does not guarantee any specific line item provided as part of the GMP,but agrees that it will be responsible for paying all costs of completing the Work which exceed the GMP, as adjusted in accordance with the Contract Documents. Documents used as a basis for the GMP are identified in Exhibit A.
6.5.1.2 The GMP includes a Contingency in the amount of Two Million Forty-One Thousand Two Hundred Twenty-Eight Dollars ($2,041,228.00)
6.5.1.3 Of the total contingency amount, one half shall be available to the Design/Builder for Changes in the Cost of Work associated with trade buyout differentials, estimating errors or adjustments, labor, overtime, coordination changes, minor modifications, punch list items implemented during checkout and startup, or subcontractor contract adjustments. Such portion of the contingency shall be available to the Design/Builder without restriction and without prior approval of the Owner, excluding costs associated with the Design/Builder’s self-performed labor. The contingency shall not be available for corrective work. Corrective work is defined as Work installed on the Project be determined to be defective, damaged during the construction process, not meet the requirements of the Contract Documents or conflict with applicable laws, ordinances, rules, or regulations. Such Work shall be corrected or replaced by the Design/Builder at the Design/Builder’s own expense, including the cost of any necessary testing and inspection, and disposal of materials and equipment defective, damaged or wrongly supplied.
6.5.1.4 Of the total contingency amount, one half shall be available to the Design/Builder for the Cost of Work subject to Owner approval as provided in Article 9, such approval not to be unreasonably withheld
6.5.1.5 Any unused portions of Designer-Builder contingencies or other reserves will be returned to the Owner at the end of the project.
6.5.2 Reserved
6.5.3 Savings
6.5.3.1 If the sum of the actual Cost of the Work and Design-Builder’s Fee (and, if applicable, any prices established under Section 6.1.2 hereof) is less than the GMP, as such GMP may have been adjusted over the course of the Project, the difference (“Savings”) shall be shared as follows:
Zero Percent (0%) to Design-Builder and One Hundred Percent (100%) to Owner.

Page 7 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
6.5.3.2 Savings shall be calculated and paid as part of Final Payment under Section 7.3 hereof, with the understanding that to the extent Design-Builder incurs costs after Final Completion which would have been payable to Design-Builder as a Cost of the Work, Design-Builder shall be entitled to payment from Owner for that portion of such costs that were distributed to Owner as Savings.
Article 7
Procedure for Payment
7.1 Progress Payments
7.1.1 Design-Builder shall submit to Owner on or about the fifth (5th) day of each month, beginning with the first month after the Date of Commencement, Design-Builder’s Application for Payment in accordance with Article 6 of the General Conditions of Contract.
7.1.2 Owner shall make payment of undisputed amounts owed to Design-Builder by wire transfer within thirty (30) days after Owner’s receipt of each properly submitted and accurate Application for Payment in accordance with Article 6 of the General Conditions of Contract, but in each case less the total of payments previously made, and less amounts properly withheld under Section 6.3 of the General Conditions of Contract.

| Wire Transfer Instructions: | Name of Bank: |
|  | Routing # (ACH): |
|  | Routing # (FED Wire): |
|  | Account No.: |
|  | Name of Account: |

7.1.3 Retainage. From the undisputed amounts otherwise payable in response to Design-Builder’s tenth (10 th) monthly Application for Payment, Owner shall be entitled to withhold as retainage an amount equal to [*******************] of the total of all of Design-Builder’s prior Applications for Payment. If the undisputed amounts otherwise payable in response to Design-Builder’s tenth (10 th) monthly Application for Payment are less than [******************] of the total of all of Design-Builder’s prior Applications for Payment, Owner shall be entitled to withhold the difference from undisputed amounts otherwise payable in response to Design-Builder’s eleventh (11 th) Application for Payment. The retainage withheld by the Owner pursuant to this Section shall be released in accordance with the terms of Section 6.6.2 of the General Conditions.
7.1.4 Down Payment. Within ten (10) days of the execution of this Agreement, Owner shall remit by wire transfer a down payment to Design-Builder in the amount of One Million Nine Hundred Seventy Thousand Dollars ($1,970,000). The amount of the down payment shall be credited on a pro rata basis, with the presumption that the entire GMP will be spent, against each Application for Payment with any necessary reconciliation taking place at time of final payment. Therefore, each progress payment and final payment shall be paid in full, less the applicable pro rata credit for the down payment.
7.2 Final Payment. Design-Builder shall submit its Final Application for Payment to Owner in accordance with Section 6.7 of the General Conditions of Contract. Owner shall make payment by wire transfer on Design-Builder’s properly submitted and accurate Final Application for Payment within thirty (30) days after Owner’s receipt of the Final Application for Payment, provided that Design-Builder has satisfied the requirements for final payment set forth in Section 6.7.2 of the General Conditions of Contract.
7.3 Interest. Payments due and unpaid by Owner to Design-Builder, whether progress payments or final payment, shall bear interest commencing five (5) days after payment is due at the rate of one percent (1%) per annum over the then prime rate.
7.4 Record Keeping and Finance Controls. Design-Builder acknowledges that this Agreement is to be administered on an “open book” arrangement relative to Costs of the Work. Design-Builder shall keep full and detailed accounts and exercise such controls as may be necessary for proper financial management, using accounting and control systems in accordance with generally accepted accounting principles and as may be provided in the Contract

Page 8 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Documents. During the performance of the Work and for a period of three (3) years after Final Payment, Owner and Owner’s accountants shall be afforded access from time to time, upon reasonable notice, to Design-Builder’s records, books, correspondence, receipts, subcontracts, purchase orders, vouchers, memoranda and other data relating to the Work, all of which Design-Builder shall preserve for a period of three (3) years after Final Payment.
Article 8
Termination for Convenience
8.1 Upon ten (10) days written notice to Design-Builder, Owner may, for its convenience and without cause, elect to terminate this Agreement. In such event, Owner shall pay Design-Builder for the following:

.1 | All Work executed and for proven, cost or expense in connection with such Work;

.2 | The reasonable costs and expenses that are solely and directly attributable to such termination, including demobilization costs and amounts due in settlement of terminated contracts with Subcontractors and Design Consultants provided that the Design-Builder’s contracts and agreements with such Subcontractors and Design Consultants contain provisions that do not permit recovery of costs, expenses, profit, overhead, or other amounts relating to Work not performed or completed prior to termination;;

8.2 Reserved
8.3 If Owner terminates this Agreement pursuant to Section 8.1 above and proceeds to design and construct the Project through its employees, agents or third parties, Owner’s rights to use the Work Product shall be as set forth in Section 4.3 hereof.
Article 9
Representatives of the Parties
9.1 Owner’s Representatives
9.1.1 Owner designates the individual listed below as its Senior Representative (“Owner’s Senior Representative”), which individual has the authority and responsibility for avoiding and resolving disputes under Section 10.2.3 of the General Conditions of Contract:
Lisa Rathburn
Vice President, Engineering
380 Polaris Parkway
Suite 400
Westerville, OH 43082
9.1.2 Owner designates the individual listed below as its Owner’s Representative, which individual has the authority and responsibility set forth in Section 3.4 of the General Conditions of Contract:
Kevin Beemiller
Project Manager
380 Polaris Parkway
Suite 400
Westerville, OH 43082
9.2 Design-Builder’s Representatives

Page 9 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
9.2.1 Design-Builder designates the individual listed below as its Senior Representative (“Design-Builder’s Senior Representative”), which individual has the authority and responsibility for avoiding and resolving disputes under Section 10.2.3 of the General Conditions of Contract:
Al Low
Sr. Vice President
7614 Opportunity Drive
Fort Wayne, IN 46825
9.2.2 Design-Builder designates the individual listed below as its Design-Builder’s Representative, which individual has the authority and responsibility set forth in Section 2.1.1 of the General Conditions of Contract:
Ronald J. Stewart Jr. PE
Program Manager
7614 Opportunity Drive
Fort Wayne, IN 46825
Article 10
Bonds and Insurance
10.1 Insurance. Design-Builder shall procure the insurance coverages set forth in the Insurance Requirements For Design-Builder document attached as Exhibit D and in accordance with Article 5 of the General Conditions of Contract
Article 11
Other Provisions
11.1 Other provisions, if any, are as follows:
In executing this Agreement, Owner and Design-Builder each individually represents that it has the necessary financial resources to fulfill its obligations under this Agreement, and each has the necessary corporate approvals to execute this Agreement, and perform the services described herein.

OWNER: |  | DESIGN-BUILDER:
Sister Schubert’s Homemade Rolls, Inc. |  | Shambaugh & Son, L.P.
/s/ David A. Ciesinski |  | /s/ William S. Meyer
(Signature) |  | (Signature)
David A. Ciesinski |  | William S. Meyer
(Printed Name) |  | (Printed Name)
CEO |  | Sr. Vice President
(Title) |  | (Title)
(Date) | 11/19/2018 |  | (Date) | 11/28/2018

Page 10 | DBIA Document No. 530 Standard Form of Agreement Between
| Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price
| ©1998 Design-Build Institute of America

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Standard Form of General Conditions
of Contract Between Owner and Design-Builder
This document has important legal consequences. Consultation with
an attorney is recommended with respect to its completion or modification.
Table of Contents
No table of contents entries found.
Article 1
General
1.1 Mutual Obligations
1.1.1 Owner and Design-Builder commit at all times to cooperate fully with each other, and proceed on the basis of trust and good faith, to permit each party to realize the benefits afforded under the Contract Documents.
1.2 Basic Definitions
1.2.1 Agreement refers to the executed contract between Owner and Design-Builder under DBIA Document No. 530, Standard Form of Agreement Between Owner and Design-Builder - Cost Plus Fee with an Option for a Guaranteed Maximum Price (1998 Edition).
1.2.2 Day or Days shall mean calendar days unless otherwise specifically noted in the Contract Documents.
1.2.3 Design Consultant is a qualified, licensed design professional who is not an employee of Design-Builder, but is retained by Design-Builder, or employed or retained by anyone under contract with Design-Builder or Subcontractor, to furnish design services required under the Contract Documents.
1.2.4 Hazardous Conditions are any materials, wastes, substances and chemicals deemed to be hazardous under applicable Legal Requirements, or the handling, storage, remediation, or disposal of which are regulated by applicable Legal Requirements.
1.2.5 General Conditions of Contract refer to this DBIA Document No. 535, Standard Form of General Conditions of Contract Between Owner and Design-Builder.

DBIA Document No. 535 Standard Form of General Conditions | Page 1
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
1.2.6 Legal Requirements are all applicable federal, state and local laws, codes, ordinances, rules, regulations, orders and decrees of any government or quasi-government entity having jurisdiction over the Project or Site, the practices involved in the Project or Site, or any Work.
1.2.7 Final Completion is the date on which all Work is complete in accordance with the Contract Documents, including but not limited to, any items described in the punch list prepared pursuant to the Contract Documents and the submission of all documents required by the Contract Documents.
1.2.8 Site is the land or premises on which the Project is located.
1.2.9 Subcontractor is any person or entity retained by Design-Builder as an independent contractor to perform a portion of the Work and shall include materialmen and suppliers.
1.2.10 Sub-Subcontractor is any person or entity retained by a Subcontractor as an independent contractor to perform any portion of a Subcontractor’s Work and shall include materialmen and suppliers.
1.2.11 Substantial Completion is the date on which the Work, or an agreed upon portion of the Work, is sufficiently complete so that Owner can occupy and use the Project or a portion thereof for its intended purposes. Sufficiently complete shall include obtaining a certificate of occupancy for the space and completing utility scopes to allow tests and commissioning of Owner furnished equipment.
1.2.12 Work is comprised of all Design-Builder’s design, construction and other services required by the Contract Documents, including procuring and furnishing all materials, equipment, services and labor reasonably inferable from the Contract Documents.
Article 2
Design-Builder’s Services
and Responsibilities
2.1 General Services
2.1.1 Design-Builder’s Representative shall be reasonably available to Owner and shall have the necessary expertise and experience required to supervise the Work. Design-Builder’s Representative shall communicate regularly with Owner and shall be vested with the authority to act on behalf of Design-Builder. Design-Builder’s Representative may be replaced only with the mutual agreement of Owner and Design-Builder.
2.1.2 Design-Builder shall provide Owner with a monthly status report detailing the progress of the Work, including whether (i) the Work is proceeding according to schedule, (ii) discrepancies, conflicts, or ambiguities exist in the Contract Documents that require resolution, (iii) health and safety issues exist in connection with the Work, and (iv) other items require resolution so as not to jeopardize Design-Builder’s ability to complete the Work for the Contract Price and within the Contract Time(s).
2.1.3 Design-Builder shall prepare and submit, a schedule for the execution of the Work for Owner’s review and response. The schedule will include and incorporate equipment delivery and installation timing. The schedule shall indicate the dates for the start and completion of the various stages of Work, including the dates when Owner information and approvals are required to enable Design-Builder to achieve the Contract Time(s). The schedule shall be revised as required by conditions and progress of the Work, but such revisions shall not relieve Design-Builder of its obligations to complete the Work within the Contract Time(s), as such dates may be adjusted in accordance with the Contract Documents. Owner’s review of and response to the schedule shall not be construed as relieving Design-Builder of its complete and exclusive control over the means, methods, sequences and techniques for executing the Work.

2.2 | Design Professional Services

DBIA Document No. 535 Standard Form of General Conditions | Page 2
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
2.2.1 Design-Builder shall, consistent with applicable state licensing laws, provide through qualified, licensed design professionals employed by Design-Builder, or procured from qualified, independent licensed Design Consultants, the necessary design services, including architectural, engineering and other design professional services, for the preparation of the required drawings, specifications and other design submittals to permit Design-Builder to complete the Work consistent with the Contract Documents. Nothing in the Contract Documents is intended or deemed to create any legal or contractual relationship between Owner and any Design Consultant.

2.3 | Standard of Care for Design Professional Services

2.3.1 The standard of care for all design professional services performed to execute the Work shall be the care and skill ordinarily used by members of the design profession practicing under similar conditions at the same time and locality of the Project.
2.4 Design Development Services
2.4.1 Design-Builder and Owner shall, consistent with any applicable provision of the Contract Documents, agree upon any interim design submissions that Owner may wish to review, which interim design submissions may include design criteria, drawings, diagrams and specifications setting forth the Project requirements. On or about the time of the scheduled submissions, Design-Builder and Owner shall meet and confer about the submissions, with Design-Builder identifying during such meetings, among other things, the evolution of the design and any significant changes or deviations from the Contract Documents, or, if applicable, previously submitted design submissions. Minutes of the meetings will be maintained by Design-Builder and provided to all attendees for review. Following the design review meeting, Owner shall review and approve the interim design submissions in a time that is consistent with the turnaround times set forth in Design-Builder’s schedule, as approved by Owner.
2.4.2 Design-Builder shall submit to Owner Construction Documents setting forth in detail drawings and specifications describing the requirements for construction of the Work. The Construction Documents shall be consistent with the latest set of interim design submissions, as such submissions may have been modified in a design review meeting and recorded in the meeting minutes. The parties shall have a design review meeting to discuss, and Owner shall review and approve, the Construction Documents in accordance with the procedures set forth Section 2.4.1 above.
2.4.3 Owner’s review and approval of interim design submissions, meeting minutes, and the Construction Documents is for the purpose of mutually establishing a conformed set of Contract Documents compatible with the requirements of the Work. Neither Owner’s review nor approval of any interim design submissions, meeting minutes, and/or Construction Documents shall be deemed to transfer any design liability from Design-Builder to Owner.
2.4.4 To the extent not prohibited by the Contract Documents or Legal Requirements, Design-Builder may prepare interim design submissions and Construction Documents for a portion of the Work to permit construction to proceed on that portion of the Work prior to completion of the Construction Documents for the entire Work.

2.5 | Legal Requirements

2.5.1 Design-Builder shall perform the Work in accordance with all Legal Requirements and shall provide all notices applicable to the Work as required by the Legal Requirements.
2.5.2 The Contract Price and/or Contract Time(s) shall be adjusted to compensate Design-Builder for the effects of any changes in the Legal Requirements enacted after the date of the Agreement affecting the performance of the Work, or if a Guaranteed Maximum Price is established after the date of the Agreement, the date the parties agree upon the Guaranteed Maximum Price. Such effects may include, without limitation, revisions Design-Builder is required to make to the Construction Documents because of changes in Legal Requirements.
2.6 Government Approvals and Permits
2.6.1 Except as for the environmental permit identified and further described inthe Owner’s Permit List attached as Exhibit F to the Agreement, Design-Builder shall obtain and pay for all necessary permits, approvals, licenses,

DBIA Document No. 535 Standard Form of General Conditions | Page 3
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
government charges and inspection fees required for the prosecution of the Work by any government or quasi-government entity having jurisdiction over the Project.
2.6.2 Design-Builder shall provide reasonable assistance to Owner in obtaining those permits, approvals and licenses that are Owner’s responsibility.

2.7 | Design-Builder’s Construction Phase Services

2.7.1 Unless otherwise provided in the Contract Documents to be the responsibility of Owner or a separate contractor, Design-Builder shall provide through itself or Subcontractors the necessary supervision, labor, inspection, testing, start-up, material, equipment, machinery, temporary utilities and other temporary facilities to permit Design-Builder to complete construction of the Project consistent with the Contract Documents.
2.7.2 Design-Builder shall perform all construction activities efficiently and with the requisite expertise, skill and competence to satisfy the requirements of the Contract Documents. Design-Builder shall at all times exercise complete and exclusive control over the means, methods, sequences and techniques of construction.
2.7.3 Design-Builder shall employ only Subcontractors who are duly licensed and qualified to perform the Work consistent with the Contract Documents. Owner may reasonably object to Design-Builder’s selection of any Subcontractor, provided that the Contract Price and/or Contract Time(s) shall be adjusted to the extent that Owner’s decision impacts Design-Builder’s cost and/or time of performance.
2.7.4 Design-Builder assumes responsibility to Owner for the proper performance of the Work of Subcontractors and any acts and omissions in connection with such performance. Nothing in the Contract Documents is intended or deemed to create any legal or contractual relationship between Owner and any Subcontractor or Sub-Subcontractor, including but not limited to any third-party beneficiary rights.
2.7.5 Design-Builder shall coordinate the activities of all Subcontractors and Owner’s equipment installers. If Owner performs other work on the Project or at the Site with separate contractors under Owner’s control, Design-Builder agrees to reasonably cooperate and coordinate its activities with those of such separate contractors so that the Project can be completed in an orderly and coordinated manner without unreasonable disruption.
2.7.6 Design-Builder shall keep the Site reasonably free from debris, trash and construction wastes to permit Design-Builder to perform its construction services efficiently, safely and without interfering with the use of adjacent land areas. Upon Substantial Completion of the Work, or a portion of the Work, Design-Builder shall remove all debris, trash, construction wastes, materials, equipment, machinery and tools arising from the Work or applicable portions thereof to permit Owner to occupy the Project or a portion of the Project for its intended use.
2.7.7 Only materials and equipment that are to be used directly in performing the Work shall be brought to and stored on the Project site by the Design-Builder. After equipment is no longer required for the Work, it shall be promptly removed from the Project site. Protection of construction materials and equipment stored at the Project site from weather, theft, damage, and all other adversity is solely the responsibility of the Design-Builder. The Design-Builder shall ensure that the Work, at all times, is performed in a manner that affords reasonable access, both vehicular and pedestrian, to the site of the Work and all adjacent areas. The Work shall be performed, to the fullest extent reasonably possible, in such a manner that public areas adjacent to the site of the Work shall be free from all debris, building materials, and equipment that may cause hazardous conditions.
2.7.8 Without limitation of any other provision in the Contract Documents, the Design-Builder shall use all commercially reasonable efforts to minimize any interference with the occupancy or beneficial use of (i) any areas and buildings adjacent to the site of the Work, and (ii) the Project in the event of partial occupancy. Without prior approval of the Owner, the Design-Builder shall not permit any workers to use any existing facilities at the Project site, including, without limitation, lavatories, toilets, entrances, and parking areas other than those designated by the Owner.

2.8 | Design-Builder’s Responsibility for Project Safety

DBIA Document No. 535 Standard Form of General Conditions | Page 4
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
2.8.1 Design-Builder recognizes the importance of performing the Work in a safe manner so as to prevent damage, injury or loss to (i) all individuals at the Site, whether working or visiting, (ii) the Work, including materials and equipment incorporated into the Work or stored on-Site or off-Site, and (iii) all other property at the Site or adjacent thereto. Design-Builder assumes responsibility for implementing and monitoring all safety precautions and programs related to the performance of the Work. Design-Builder shall, prior to commencing construction, designate a Safety Representative with the necessary qualifications and experience to supervise the implementation and monitoring of all safety precautions and programs related to the Work. Unless otherwise required by the Contract Documents, Design-Builder’s Safety Representative shall be an individual stationed at the Site who may have responsibilities on the Project in addition to safety. The Safety Representative shall make routine daily inspections of the Site and shall hold weekly safety meetings with Design-Builder’s personnel, Subcontractors and others as applicable.
2.8.2 Design-Builder and Subcontractors shall comply with all Legal Requirements relating to safety, as well as any Owner-specific safety requirements set forth in the Contract Documents, provided that such Owner-specific requirements do not violate any applicable Legal Requirement. These Owner-specific safety requirements include but are not limited to T. Marzetti’s contractor work rules and industry-standard Good Manufacturing Practices (cGMPs) for cleanliness, material flow and people flow. Design-Builder will immediately report in writing any safety-related injury, loss, damage, accident or near miss arising from the Work to Owner’s Representative and, to the extent mandated by Legal Requirements, to all government or quasi-government authorities having jurisdiction over safety-related matters involving the Project or the Work.
2.8.3 Design-Builder’s responsibility for safety under this Section 2.8 is not intended in any way to relieve Subcontractors and Sub-Subcontractors of their own contractual and legal obligations and responsibility for (i) complying with all Legal Requirements, including those related to health and safety matters, and (ii) taking all necessary measures to implement and monitor all safety precautions and programs to guard against injury, losses, damages or accidents resulting from their performance of the Work.
2.9 Design-Builder’s Warranty
2.9.1 Design-Builder warrants to Owner that the construction, including all materials and equipment furnished as part of the construction, shall be new unless otherwise specified in the Contract Documents, of good quality, in conformance with the Contract Documents and free of defects in materials and workmanship. Design-Builder’s warranty obligation excludes defects caused by abuse, alterations, or failure to maintain the Work in a commercially reasonable manner by Owner or by persons other than Design-Builder or anyone for whose acts Design-Builder may be liable. Nothing in this warranty is intended to limit any manufacturer’s warranty which provides Owner with greater warranty rights than set forth in this Section 2.9 or the Contract Documents. Design-Builder will provide Owner with all manufacturers’ warranties upon Substantial Completion.
2.9.2 If there are more than three (3) calls for warranty work with regard to Design-Builder’s workmanship, the warranty period shall extend to a period of one (1) year beyond the later of: 1) the date of the last repair; or 2) one (1) year past the date at which the product or work item is functioning as intended for an industry standard period of time without requiring service or repairs. Nothing herein is intended to extend equipment or material manufacturer or factory warranty.
2.10 Correction of Defective Work
2.10.1 Design-Builder agrees to correct any Work that is found to not be in conformance with the Contract Documents, including that part of the Work subject to Section 2.9 hereof, within a period of one year from the date of Substantial Completion of the Work or any portion of the Work, or within such longer period to the extent required by the Contract Documents.
2.10.2 Design-Builder shall, within seven (7) days of receipt of written notice from Owner that the Work is not in conformance with the Contract Documents, take meaningful steps to commence correction of such nonconforming Work, including the correction, removal or replacement of the nonconforming Work and any damage caused to other parts of the Work affected by the nonconforming Work. If Design-Builder fails to commence the necessary steps within such seven (7) day period, Owner, in addition to any other remedies provided under the Contract Documents, may provide Design-Builder with written notice that Owner will commence correction of such nonconforming Work with its

DBIA Document No. 535 Standard Form of General Conditions | Page 5
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
own forces. If Owner does perform such corrective Work, Design-Builder shall be responsible for all reasonable costs incurred by Owner in performing such correction. If the nonconforming Work creates an emergency requiring an immediate response, the seven (7) day period identified herein shall be deemed inapplicable.
2.10.3 The one-year period referenced in Section 2.10.1 above applies only to Design-Builder’s obligation to correct nonconforming Work and is not intended to constitute a period of limitations for any other rights or remedies Owner may have regarding Design-Builder’s other obligations under the Contract Documents.
Article 3
Owner’s Services and Responsibilities
3.1 Duty to Cooperate
3.1.1 Owner shall, throughout the performance of the Work, cooperate with Design-Builder and perform its responsibilities, obligations and services in a timely manner to facilitate Design-Builder’s timely and efficient performance of the Work and so as not to delay or interfere with Design-Builder’s performance of its obligations under the Contract Documents.
3.1.2 Owner shall provide timely reviews and approvals of interim design submissions and Construction Documents consistent with the turnaround times set forth in Design-Builder’s schedule.
3.2 Furnishing of Services and Information
3.2.1 Unless expressly stated to the contrary in the Contract Documents, Owner shall provide, at its own cost and expense, for Design-Builder’s information and use the following, all of which Design-Builder is entitled to rely upon in performing the Work:

.1 | Surveys describing the property, boundaries, topography and reference points for use during construction, including existing service and utility lines;

.2 | Geotechnical studies describing subsurface conditions, and other surveys describing other latent or concealed physical conditions at the Site;

.3 | Temporary and permanent easements, zoning and other requirements and encumbrances affecting land use, or necessary to permit the proper design and construction of the Project and enable Design-Builder to perform the Work;

.4 | A legal description of the Site;

.5 | To the extent they exist and are available to Owner, as-built and record drawings of any existing structures at the Site; and

.6 | To the extent they exist and are available to Owner, environmental studies, reports and impact statements describing the environmental conditions, including Hazardous Conditions, in existence at the Site.

3.2.2 Owner is responsible for securing and executing all necessary agreements with adjacent land or property owners that are necessary to enable Design-Builder to perform the Work. Owner is further responsible for all costs, including attorneys’ fees, incurred in securing these necessary agreements.
3.3 Financial Information
3.3.1 At Design-Builder’s request, Owner shall promptly furnish reasonable evidence satisfactory to Design-Builder that Owner has adequate funds available and committed to fulfill all of Owner’s contractual obligations under the

DBIA Document No. 535 Standard Form of General Conditions | Page 6
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Contract Documents. If Owner fails to furnish such financial information in a timely manner, Design-Builder may stop Work under Section 11.3 hereof or exercise any other right permitted under the Contract Documents.
3.3.2 Design-Builder shall cooperate with the reasonable requirements of Owner’s lenders or other financial sources. Notwithstanding the preceding sentence, after execution of the Agreement Design-Builder shall have no obligation to execute for Owner or Owner’s lenders or other financial sources any documents or agreements that require Design-Builder to assume obligations or responsibilities greater than those existing obligations Design-Builder has under the Contract Documents.
3.4 Owner’s Representative
3.4.1 Owner’s Representative shall be responsible for providing Owner-supplied information and approvals in a timely manner to permit Design-Builder to fulfill its obligations under the Contract Documents. Owner’s Representative shall also provide Design-Builder with prompt notice if it observes any failure on the part of Design-Builder to fulfill its contractual obligations, including any errors, omissions or defects in the performance of the Work.

3.5 | Government Approvals and Permits

3.5.1 Design-Builder shall obtain and pay for all necessary building permits, approvals, licenses, government charges and inspection fees.
3.5.2 Owner shall provide reasonable assistance to Design-Builder in obtaining those permits, approvals and licenses that are Design-Builder’s responsibility.

3.6 | Owner’s Separate Contractors

3.6.1 Owner is responsible for all work performed on the Project or at the Site by separate contractors under Owner’s control. Owner shall contractually require its separate contractors to cooperate with, and coordinate their activities so as not to interfere with, Design-Builder in order to enable Design-Builder to timely complete the Work consistent with the Contract Documents.
3.6.2 The Design-Builder shall provide for coordination of the activities of the Owner’s own forces and of each Separate Contractor with the Work of the Design-Builder, who shall cooperate with them. The Design-Builder shall participate with any Separate Contractors and the Owner in reviewing their construction schedules. The Design-Builder shall make any revisions to its construction schedule deemed necessary after a joint review and mutual agreement. The construction schedules shall then constitute the schedules to be used by the Design-Builder, Separate Contractors, and the Owner until subsequently revised.
Article 4
Hazardous Conditions and
Differing Site Conditions
4.1 Hazardous Conditions
4.1.1 Unless otherwise expressly provided in the Contract Documents to be part of the Work, Design-Builder is not responsible for any Hazardous Conditions encountered at the Site. Upon encountering any Hazardous Conditions, Design-Builder will stop Work immediately in the affected area and duly notify Owner and, if required by Legal Requirements, all government or quasi-government entities with jurisdiction over the Project or Site.
4.1.2 Upon receiving notice of the presence of suspected Hazardous Conditions, Owner shall take the necessary measures required to ensure that the Hazardous Conditions are remediated or rendered harmless. Such necessary measures shall include Owner retaining qualified independent experts to (i) ascertain whether Hazardous Conditions

DBIA Document No. 535 Standard Form of General Conditions | Page 7
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
have actually been encountered, and, if they have been encountered, (ii) prescribe the remedial measures that Owner must take either to remove the Hazardous Conditions or render the Hazardous Conditions harmless.
4.1.3 Design-Builder shall be obligated to resume Work at the affected area of the Project only after Owner’s expert provides it with written certification that (i) the Hazardous Conditions have been removed or rendered harmless and (ii) all necessary approvals have been obtained from all government and quasi-government entities having jurisdiction over the Project or Site.
4.1.4 Design-Builder will be entitled, in accordance with these General Conditions of Contract, to an adjustment in its Contract Price and/or Contract Time(s) if but only to the extent Design-Builder’s cost of performance and/or the critical path of the Project have been adversely impacted by the presence of Hazardous Conditions.
4.1.5 Notwithstanding the preceding provisions of this Section 4.1, Owner is not responsible for Hazardous Conditions introduced to the Site by Design-Builder, Subcontractors or anyone for whose acts they may be liable. To the fullest extent permitted by law, Design-Builder shall indemnify, defend and hold harmless Owner and Owner’s officers, directors, employees and agents from and against all claims, losses, damages, liabilities and expenses, including attorneys’ fees and expenses, arising out of or resulting from those Hazardous Conditions introduced to the Site by Design-Builder, Subcontractors or anyone for whose acts they may be liable.
4.2 Differing Site Conditions
4.2.1 Concealed or latent physical conditions or subsurface conditions at the Site that (i) materially differ from the conditions indicated in the Contract Documents or (ii) are of an unusual nature, differing materially from the conditions ordinarily encountered and generally recognized as inherent in the Work are collectively referred to herein as Differing Site Conditions. If Design-Builder encounters a Differing Site Condition, Design-Builder will be entitled to an adjustment in the Contract Price and/or Contract Time(s) if but only to the extent Design-Builder’s cost of performance and/or the critical path of the Project are adversely impacted by the Differing Site Condition.
4.2.2 Upon encountering a Differing Site Condition, Design-Builder shall provide prompt written notice to Owner of such condition, which notice shall not be later than fourteen (14) days after such condition has been encountered. Design-Builder shall, to the extent reasonably possible, provide such notice before the Differing Site Condition has been substantially disturbed or altered.
Article 5
Insurance and Bonds

5.1 | Design-Builder’s Insurance Requirements

5.1.1 Design-Builder is responsible for procuring and maintaining from insurance companies authorized to do business in the state in which the Project is located, and with a minimum rating set forth in the Agreement, the following insurance coverages for certain claims which may arise from or out of the performance of the Work and obligations under the Contract Documents:

.1 | Coverage for claims arising under workers’ compensation, disability and other similar employee benefit laws applicable to the Work;

.2 | Coverage for claims by Design-Builder’s employees for bodily injury, sickness, disease, or death;

.3 | Coverage for claims by any person other than Design-Builder’s employees for bodily injury, sickness, disease, or death;

.4 | Coverage for usual personal injury liability claims for damages sustained by a person as a direct or indirect result of Design-Builder’s employment of the person, or sustained by any other person;

DBIA Document No. 535 Standard Form of General Conditions | Page 8
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.

.5 | Coverage for claims for damages (other than to the Work) because of injury to or destruction of tangible property;

.6 | Coverage for claims of damages because of personal injury or death, or property damage resulting from ownership, use and maintenance of any motor vehicle; and

.7 | Coverage for contractual liability claims arising out of Design-Builder’s obligations under Section 7.4.1 hereof.

5.1.2 Design-Builder’s liability insurance required by Section 5.1.1 above shall be written for the coverage amounts set forth in the Agreement and shall include completed operations insurance for the period of time set forth in the Agreement.
5.1.3 Design-Builder’s liability insurance set forth in Sections 5.1.1.1 through 5.1.1.7 above shall specifically delete any design-build or similar exclusions that could compromise coverages because of the design-build delivery of the Project.
5.1.4 To the extent Owner requires Design-Builder or any Design Consultant to provide professional liability insurance for claims arising from the negligent performance of design services by Design-Builder or the Design Consultant, the coverage limits, duration and other specifics of such insurance shall be as set forth in the Agreement. Any professional liability shall specifically delete any design-build or similar exclusions that could compromise coverages because of the design-build delivery of the Project. Such policies shall be provided prior to the commencement of any design services hereunder.
5.1.5 Prior to commencing any construction services hereunder, Design-Builder shall provide Owner with certificates evidencing that (i) all insurance obligations required by the Contract Documents are in full force and in effect and will remain in effect for the duration required by the Contract Documents and (ii) no insurance coverage will be canceled or materially changed unless at least thirty (30) days prior written notice is given to Owner.
5.2 Owner’s Liability Insurance
5.2.1 Owner shall procure and maintain from insurance companies authorized to do business in the state in which the Project is located such liability insurance to protect Owner from claims which may arise from the performance of Owner’s obligations under the Contract Documents or Owner’s conduct during the course of the Project.

5.3 | Owner’s Property Insurance

5.3.1 Unless otherwise provided in the Contract Documents, Owner shall procure and maintain from insurance companies authorized to do business in the state in which the Project is located property insurance upon the entire Project to the full insurable value of the Project, including professional fees, overtime premiums and all other expenses incurred to replace or repair the insured property. The property insurance obtained by Owner shall include as additional insureds the interests of Owner, Design-Builder, Design Consultants, Subcontractors and Sub-Subcontractors, and shall insure against the perils of fire and extended coverage, theft, vandalism, malicious mischief, collapse, flood, earthquake, debris removal and other perils or causes of loss as called for in the Contract Documents. The property insurance shall include physical loss or damage to the Work, including materials and equipment in transit, at the Site or at another location as may be indicated in Design-Builder’s Application for Payment and approved by Owner.
5.3.2 Unless the Contract Documents provide otherwise, Owner shall procure and maintain boiler and machinery insurance that will include the interests of Owner, Design-Builder, Design Consultants, Subcontractors and Sub-Subcontractors.
5.3.3 Prior to Design-Builder commencing any Work, Owner shall provide Design-Builder with certificates evidencing that (i) all Owner’s insurance obligations required by the Contract Documents are in full force and in effect and will remain in effect until Design-Builder has completed all of the Work and has received final payment from Owner and

DBIA Document No. 535 Standard Form of General Conditions | Page 9
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
(ii) no insurance coverage will be canceled, renewal refused, or materially changed unless at least thirty (30) days prior written notice is given to Design-Builder. Owner’s property insurance shall not lapse or be canceled if Owner occupies a portion of the Work pursuant to Section 6.6.3 hereof. Owner shall provide Design-Builder with the necessary endorsements from the insurance company prior to occupying a portion of the Work.
5.3.4 Any loss covered under Owner’s property insurance shall be adjusted with Owner and Design-Builder and made payable to both of them as trustees for the insureds as their interests may appear, subject to any applicable mortgage clause. All insurance proceeds received as a result of any loss will be placed in a separate account and distributed in accordance with such agreement as the interested parties may reach. Any disagreement concerning the distribution of any proceeds will be resolved in accordance with Article 10 hereof.
5.3.5 Owner and Design-Builder waive against each other and Owner’s separate contractors, Design Consultants, Subcontractors, agents and employees of each and all of them, all damages covered by property insurance provided herein, except such rights as they may have to the proceeds of such insurance. Design-Builder and Owner shall, where appropriate, require similar waivers of subrogation from Owner’s separate contractors, Design Consultants and Subcontractors and shall require each of them to include similar waivers in their contracts.
5.4 Owner’s Loss of Use Insurance
5.4.1 The Owner, at the Owner’s option, may purchase and maintain such insurance as will insure the Owner against loss of use of the Owner’s property due to fire or other hazards, however caused.

5.6 | Insurance Deductibles

5.6.1 If there is a claim against any insurance policy required hereunder, the party that secured or should have secured said policy shall be responsible to pay for any related deductible.
Article 6
Payment
6.1 Schedule of Values
6.1.1 Unless required by the Owner upon execution of this Agreement, within ten (10) days of execution of the Agreement, Design-Builder shall submit for Owner’s review and approval a schedule of values for all of the Work. The Schedule of Values will (i) subdivide the Work into its respective parts, (ii) include values for all items comprising the Work and (iii) serve as the basis for monthly progress payments made to Design-Builder throughout the Work.
6.1.2 The Owner will timely review and approve the schedule of values so as not to delay the submission of the Design-Builder’s first application for payment. The Owner and Design-Builder shall timely resolve any differences so as not to delay the Design-Builder’s submission of its first application for payment.
6.2 Monthly Progress Payments
6.2.1 On or before the date established in the Agreement, Design-Builder shall submit for Owner’s review and approval its Application for Payment requesting payment for all Work performed as of the date of the Application for Payment. The Application for Payment shall be accompanied by all supporting documentation required by the Contract Documents.
6.2.2 The Application for Payment may request payment for equipment and materials not yet incorporated into the Project, provided that (i) Owner is satisfied that the equipment and materials are suitably stored at either the Site or

DBIA Document No. 535 Standard Form of General Conditions | Page 10
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
another acceptable location, (ii) the equipment and materials are protected by suitable insurance and (iii) upon payment, Owner will receive the equipment and materials free and clear of all liens and encumbrances.
6.2.3 Each Application for Payment shall be accompanied by the following, all in form and substance satisfactory to the Owner: (i) current conditional lien waivers or releases from the Design-Builder and all applicable Subcontractors, Sub-subcontractors, Design Consultants, other consultants and material and equipment suppliers, for, as applicable, the amount of each subcontract or purchase order, the amount requested for any Subcontractor, Sub-subcontractor, Design Consultant, other consultant, and material and equipment supplier in the requested progress payment, and the amount to be paid to the Design-Builder from such progress payment; (ii) duly executed unconditional waivers of mechanics’ liens or releases from all applicable Subcontractors, Sub-subcontractors, Design-Consultants, other consultants and material and equipment suppliers establishing payment or satisfaction of payment of all amounts requested by Design-Builder on behalf of such entities or persons in any previous Application for Payment; and (iii) all information and materials required to comply with the requirements of the Contract Documents or reasonably requested by the Owner.
6.2.4 The Application for Payment shall constitute Design-Builder’s representation that the Work has been performed consistent with the Contract Documents, has progressed to the point indicated in the Application for Payment, and that title to all Work will pass to Owner free and clear of all claims, liens, encumbrances, and security interests upon the incorporation of the Work into the Project, or upon Design-Builder’s receipt of payment, whichever occurs earlier.
6.3 Withholding of Payments
6.3.1 On or before the date established in the Agreement, Owner shall pay Design-Builder all undisputed amounts properly due. If Owner determines that Design-Builder is not entitled to all or part of an Application for Payment, it will notify Design-Builder in writing at least five (5) days prior to the date payment is due. The notice shall indicate the specific amounts Owner intends to withhold, the reasons and contractual basis for the withholding, and the specific measures Design-Builder must take to rectify Owner’s concerns. Design-Builder and Owner will attempt to resolve Owner’s concerns prior to the date payment is due. If the parties cannot resolve such concerns, Design-Builder may pursue its rights under the Contract Documents, including those under Article 10 hereof.
6.3.2 Notwithstanding anything to the contrary in the Contract Documents, Owner shall pay Design-Builder all undisputed amounts in an Application for Payment within the times required by the Agreement.
6.4 Right to Stop Work and Interest
6.4.1 If Owner fails to pay timely Design-Builder any amount that becomes due, Design-Builder, in addition to all other remedies provided in the Contract Documents, may stop Work pursuant to Section 11.3 hereof. All payments due and unpaid shall bear interest at the rate set forth in the Agreement.
6.5 Design-Builder’s Payment Obligations
6.5.1 Design-Builder will pay Design Consultants and Subcontractors, in accordance with its contractual obligations to such parties, all the amounts Design-Builder has received from Owner on account of their work. Design-Builder will impose similar requirements on Design Consultants and Subcontractors to pay those parties with whom they have contracted. Design-Builder will indemnify and defend Owner against any claims for payment and mechanic’s liens as set forth in Section 7.3 hereof.

DBIA Document No. 535 Standard Form of General Conditions | Page 11
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
6.6 Substantial Completion
6.6.1 Design-Builder shall notify Owner when it believes the Work, or to the extent permitted in the Contract Documents, a portion of the Work, is substantially complete. Within ten (10) business days of Owner’s receipt of Design-Builder’s notice, Owner and Design-Builder will jointly inspect such Work to verify that it is substantially complete in accordance with the requirements of the Contract Documents. If such Work is substantially complete, Owner shall prepare and issue a Certificate of Substantial Completion that will set forth (i) the date of Substantial Completion of the Work or portion thereof, (ii) the remaining items of Work that have to be completed before final payment, (iii) provisions (to the extent not already provided in the Contract Documents) establishing Owner’s and Design-Builder’s responsibility for the Project’s security, maintenance, utilities and insurance pending final payment and (iv) an acknowledgment that warranties commence to run on the date of Substantial Completion, except as may otherwise be noted in the Certificate of Substantial Completion.
6.6.2 Upon Substantial Completion of the entire Work or, if applicable, any portion of the Work, Owner shall release to Design-Builder all retained amounts relating, as applicable, to the entire Work or completed portion of the Work, less an amount equal to one hundred fifty percent (150%) of the reasonable value of all remaining or incomplete items of Work as noted in the Certificate of Substantial Completion.
6.6.3 Owner, at its option, may use a portion of the Work which has been determined to be substantially complete, provided, however, that (i) a Certificate of Substantial Completion has been issued for the portion of Work addressing the items set forth in Section 6.6.1 above, (ii) Design-Builder and Owner have obtained the consent of their sureties and insurers, and to the extent applicable, the appropriate government authorities having jurisdiction over the Project, and (iii) Owner and Design-Builder agree that Owner’s use or occupancy will not interfere with Design-Builder’s completion of the remaining Work.

6.7 | Final Payment

6.7.1 After receipt of a Final Application for Payment from Design-Builder, Owner shall make final payment by the time required in the Agreement, provided that Design-Builder has completed all of the Work in conformance with the Contract Documents and achieved Final Completion.
6.7.2 At the time of submission of its Final Application for Payment, Design-Builder shall provide the following information:

.1 | an affidavit that there are no claims, obligations or liens outstanding or unsatisfied for labor, services, material, equipment, taxes or other items performed, furnished or incurred for or in connection with the Work which will in any way affect Owner’s interests;

.2 | general releases executed by Design-Builder and each Subcontractor, Sub-subcontractor, Design Consultant, other consultant, and material and equipment supplier who provided labor, services, and or materials or equipment to the Project waiving, upon receipt of final payment by Design-Builder, all claims, except those claims previously made in writing to Owner and remaining unsettled at the time of final payment;

.3 | all operating manuals, warranties and other deliverables required by the Contract Documents; and

.4 | certificates of insurance confirming that required coverages will remain in effect consistent with the requirements of the Contract Documents.

DBIA Document No. 535 Standard Form of General Conditions | Page 12
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Article 7
Indemnification

7.1 | Patent and Copyright Infringement

7.1.1 Design-Builder shall defend any action or proceeding brought against Owner based on any claim that the Work, or any part thereof, or the operation or use of the Work or any part thereof, constitutes infringement of any United States patent or copyright, now or hereafter issued. Owner shall give prompt written notice to Design-Builder of any such action or proceeding and will reasonably provide authority, information and assistance in the defense of same. Design-Builder shall indemnify and hold harmless Owner from and against all damages and costs, including but not limited to attorneys’ fees and expenses awarded against Owner or Design-Builder in any such action or proceeding as a result of such alleged infringement. Design-Builder agrees to keep Owner informed of all developments in the defense of such actions.
7.1.2 If Owner is enjoined from the operation or use of the Work, or any part thereof, as the result of any patent or copyright suit, claim, or proceeding, Design-Builder shall at its sole expense take reasonable steps to procure the right to operate or use the Work. If Design-Builder cannot so procure such right within a reasonable time, Design-Builder shall promptly, at Design-Builder’s option and at Design-Builder’s expense, (i) modify the Work so as to avoid infringement of any such patent or copyright or (ii) replace said Work with Work that does not infringe or violate any such patent or copyright.
7.1.3 Sections 7.1.1 and 7.1.2 above shall not be applicable to any suit, claim or proceeding based on infringement or violation of a patent or copyright (i) relating solely to a particular process or product of a particular manufacturer specified by Owner and not offered or recommended by Design-Builder to Owner, (ii) arising from modifications to the Work by Owner or its agents after acceptance of the Work, or (iii) arising from the operation or use of the Work or any part thereof in a manner that differs from or is contrary to the proper and intended operation or use thereof described in the Design-Build Documents. If the suit, claim or proceeding is based upon events set forth in the preceding sentence, Owner shall defend, indemnify and hold harmless Design-Builder to the same extent Design-Builder is obligated to defend, indemnify and hold harmless Owner in Section 7.1.1 above.
7.1.4 The obligations set forth in this Section 7.1 shall constitute the sole agreement between the parties relating to liability for infringement of violation of any patent or copyright.

7.2 | Tax Claim Indemnification

7.2.1 If, in accordance with Owner’s direction, an exemption for all or part of the Work is claimed for taxes, Owner shall indemnify, defend and hold harmless Design-Builder from and against any liability, penalty, interest, fine, tax assessment, attorneys’ fees or other expenses or costs incurred by Design-Builder as a result of any action taken by Design-Builder in accordance with Owner’s directive.

7.3 | Payment Claim Indemnification

7.3.1 Providing that Owner is not in breach of its contractual obligation to make payments to Design-Builder for the Work, Design-Builder shall indemnify, defend and hold harmless Owner from any claims or mechanic’s liens brought against Owner or against the Project as a result of the failure of Design-Builder, or those for whose acts it is responsible, to pay for any services, materials, labor, equipment, taxes or other items or obligations furnished or incurred for or in connection with the Work. Within three (3) days of receiving written notice from Owner that such a claim or mechanic’s lien has been filed, Design-Builder shall commence to take the steps necessary to discharge said claim or lien, including, if necessary, the furnishing of a mechanic’s lien bond. If Design-Builder fails to do so, Owner will have the right to discharge the claim or lien and Design-Builder shall be liable to Owner for costs and expenses incurred, including attorneys’ fees.
7.4 Design-Builder’s General Indemnification

DBIA Document No. 535 Standard Form of General Conditions | Page 13
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
7.4.1 Design-Builder, to the fullest extent permitted by law, shall indemnify, hold harmless and defend Owner, T. Marzetti Company, Lancaster Colony Corporation, and their respective subsidiaries, officers, directors, and employees from and against claims, losses, damages, liabilities, including attorneys’ fees and expenses, for bodily injury, sickness or death, and property damage or destruction (other than to the Work itself) to the extent resulting from the negligent acts or omissions of Design-Builder, Design Consultants, Subcontractors, anyone employed directly or indirectly by any of them or anyone for whose acts any of them may be liable.
7.4.2 If an employee of Design-Builder, Design Consultants, Subcontractors, anyone employed directly or indirectly by any of them or anyone for whose acts any of them may be liable has a claim against Owner, its officers, directors, employees, or agents, Design-Builder’s indemnity obligation set forth in Section 7.4.1 above shall not be limited by any limitation on the amount of damages, compensation or benefits payable by or for Design-Builder, Design Consultants, Subcontractors, or other entity under any employee benefit acts, including workers’ compensation or disability acts.

7.5 | Owner’s General Indemnification

7.5.1 Owner, to the fullest extent permitted by law, shall indemnify, hold harmless and defend Design-Builder and any of Design-Builder’s officers, directors, or employees from and against claims, losses, damages, liabilities, including attorneys’ fees and expenses, for bodily injury, sickness or death, and property damage or destruction (other than to the Work itself) to the extent resulting from the negligent acts or omissions of Owner, Owner’s separate contractors, anyone employed directly or indirectly by any of them, or anyone for whose acts any of them may be liable.
Article 8
Time

8.1 | Obligation to Achieve the Contract Times

8.1.1 Design-Builder agrees that it will commence performance of the Work and achieve the Contract Time(s) in accordance with Article 5 of the Agreement.

8.2 | Delays to the Work

8.2.1 If Design-Builder is delayed in the performance of the Work due to acts, omissions, conditions, events, or circumstances beyond its control and due to no fault of its own or those for whom Design-Builder is responsible, the Contract Time(s) for performance will be reasonably extended by Change Order, but only to the extent the critical path of the Project is delayed. By way of example, events that will entitle Design-Builder to an extension of the Contract Time(s) include acts or omissions of Owner or anyone under Owner’s control (including separate contractors), Owner-initiated changes in the Work, Differing Site Conditions, Hazardous Conditions, wars, floods, labor disputes unrelated to the Project, unusual delay in transportation, epidemics abroad, earthquakes, adverse weather conditions not reasonably anticipated, and other acts of God; however Design-Builder will only be entitled to an extension of the Contract Time(s) if and to the extent that any of these things delays the critical path of the Project without the fault of the Design-Builder.
8.2.2 For those events set forth in Section 8.2.1 above, Design-Builder will also be entitled to an appropriate adjustment of the Contract Price provided, however, that (i) the Contract Price shall not be adjusted for those events set forth in Section 8.2.1 above that are beyond the control of both Design-Builder and Owner, including the events of war, floods, labor disputes, earthquakes, epidemics, adverse weather conditions not reasonably anticipated, and other acts of God; and (ii) any adjustment to the Contract Price for other events set forth in Section 8.2.1 shall only be made if and to the extent that the Design-Builder’s cost of performance is actually increased.

DBIA Document No. 535 Standard Form of General Conditions | Page 14
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
Article 9
Changes to the
Contract Price and Time
9.1 Change Orders
9.1.1 A Change Order is a written instrument issued after execution of the Agreement signed by Owner and Design-Builder, stating their agreement upon all of the following:

.1 | The scope of the change in the Work;

.2 | The amount of the adjustment to the Contract Price; and

.3 | The extent of the adjustment to the Contract Time(s).

9.1.2 All changes in the Work authorized by applicable Change Order shall be performed under the applicable conditions of the Contract Documents. Owner and Design-Builder shall negotiate in good faith and as expeditiously as possible the appropriate adjustments for such changes. All change orders have to be approved by the Owner.
9.1.3 If Owner requests a proposal for a change in the Work from Design-Builder and subsequently elects not to proceed with the change, a Change Order shall be issued to reimburse Design-Builder for reasonable costs incurred for estimating services, design services and services involved in the preparation of proposed revisions to the Contract Documents.
9.2 Work Change Directives
9.2.1 A Work Change Directive is a written order prepared and signed by Owner, directing a change in the Work prior to agreement on an adjustment in the Contract Price and/or the Contract Time(s).
9.2.2 Owner and Design-Builder shall negotiate in good faith and as expeditiously as possible the appropriate adjustments for the Work Change Directive. Upon reaching an agreement, the parties shall prepare and execute an appropriate Change Order reflecting the terms of the agreement.
9.3 Minor Changes in the Work
9.3.1 Minor changes in the Work do not involve an adjustment in the Contract Price and/or Contract Time(s) and do not materially and adversely affect the Work, including the design, quality, performance and workmanship required by the Contract Documents. Design-Builder may make minor changes in the Work consistent with the intent of the Contract Documents, provided, however that Design-Builder shall promptly inform Owner, in writing, of any such changes and record such changes on the documents maintained by Design-Builder. Owner must agree to these changes.
9.4 Contract Price Adjustments
9.4.1 The increase or decrease in Contract Price resulting from a change in the Work shall be determined by one or more of the following methods:

.1 | Unit prices set forth in the Agreement or as subsequently agreed to between the parties;

.2 | A mutually accepted, lump sum, properly itemized and supported by sufficient substantiating data to permit evaluation by Owner;

.3 | Costs, fees and any other markups set forth in the Agreement; and

DBIA Document No. 535 Standard Form of General Conditions | Page 15
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.

.4 | If an increase or decrease cannot be agreed to as set forth in items .1 through .3 above and Owner issues a Work Change Directive, the cost of the change of the Work shall be determined by the reasonable expense and savings in the performance of the Work resulting from the change, including a reasonable overhead and profit, as may be set forth in the Agreement. If the net result of both additions and deletions to the Work is an increase in the Contract Price, overhead and profit shall be calculated on the basis of the net increase to the Contract Price. If the net result of both additions and deletions to the Work is a decrease in the Contract Price, there shall be no overhead or profit adjustment to the Contract Price. Design-Builder shall maintain a documented, itemized accounting evidencing the expenses and savings associated with such changes.

9.4.2 If unit prices are set forth in the Contract Documents or are subsequently agreed to by the parties, but application of such unit prices will cause substantial inequity to Owner or Design-Builder because of differences in the character or quantity of such unit items as originally contemplated, such unit prices shall be equitably adjusted.
9.4.3 If Owner and Design-Builder disagree upon whether Design-Builder is entitled to be paid for any services required by Owner, or if there are any other disagreements over the scope of Work or proposed changes to the Work, Owner and Design-Builder shall resolve the disagreement pursuant to Article 10 hereof. As part of the negotiation process, Design-Builder shall furnish Owner with a good faith estimate of the costs to perform the disputed services in accordance with Owner’s interpretations. If the parties are unable to agree and Owner expects Design-Builder to perform the services in accordance with Owner’s interpretations, Design-Builder shall proceed to perform the disputed services, conditioned upon Owner issuing a written order to Design-Builder (i) directing Design-Builder to proceed and (ii) specifying Owner’s interpretation of the services that are to be performed. If this occurs, until the disagreement is resolved, Design-Builder shall be entitled to submit in its Applications for Payment an amount equal to fifty percent (50%) of its reasonable estimated direct cost to perform the services, and Owner agrees to pay such amounts, with the express understanding that (i) such payment by Owner does not prejudice Owner’s right to argue that it has no responsibility to pay for such services and (ii) receipt of such payment by Design-Builder does not prejudice Design-Builder’s right to seek full payment of the disputed services if Owner’s order is deemed to be a change to the Work.
9.5 Emergencies
9.5.1 In any emergency affecting the safety of persons and/or property, Design-Builder shall act, at its discretion, to prevent threatened damage, injury or loss. Any change in the Contract Price and/or Contract Time(s) on account of emergency work shall be determined as provided in this Article 9.
Article 10
Contract Adjustments and Disputes

10.1 | Requests for Contract Adjustments and Relief

10.1.1 If either Design-Builder or Owner believes that it is entitled to relief against the other for any event arising out of or related to the Work or Project, such party shall provide written notice to the other party of the basis for its claim for relief. Such notice shall, if possible, be made prior to incurring any cost or expense and in accordance with any specific notice requirements contained in applicable sections of these General Conditions of Contract. In the absence of any specific notice requirement, written notice shall be given within a reasonable time, not to exceed twenty-one (21) days, after the occurrence giving rise to the claim for relief or after the claiming party reasonably should have recognized the event or condition giving rise to the request, whichever is later. Such notice shall include sufficient information to advise the other party of the circumstances giving rise to the claim for relief, the specific contractual adjustment or relief requested and the basis of such request. Notwithstanding the foregoing, nothing contained in this Section or elsewhere in the Contract Documents is intended to reduce or otherwise limit the time for bringing claims under applicable statutes of limitation or other applicable law.

10.2 | Dispute Avoidance and Resolution

DBIA Document No. 535 Standard Form of General Conditions | Page 16
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
10.2.1 The parties are fully committed to working with each other throughout the Project and agree to communicate regularly with each other at all times so as to avoid or minimize disputes or disagreements. If disputes or disagreements do arise, Design-Builder and Owner each commit to resolving such disputes or disagreements in an amicable, professional and expeditious manner so as to avoid unnecessary losses, delays and disruptions to the Work.
10.2.2 Design-Builder and Owner will first attempt to resolve disputes or disagreements at the field level through discussions between Design-Builder’s Representative and Owner’s Representative.
10.2.3 If a dispute or disagreement cannot be resolved through Design-Builder’s Representative and Owner’s Representative, Design-Builder’s Senior Representative and Owner’s Senior Representative, upon the request of either party, shall meet as soon as conveniently possible, but in no case later than thirty (30) days after such a request is made, to attempt to resolve such dispute or disagreement. Prior to any meetings between the Senior Representatives, the parties will exchange relevant information that will assist the parties in resolving their dispute or disagreement.
10.2.4 If after meeting the Senior Representatives determine that the dispute or disagreement cannot be resolved on terms satisfactory to both parties, the parties shall submit the dispute or disagreement to non-binding mediation. The mediation shall be conducted by a mutually agreeable impartial mediator, or if the parties cannot so agree, a mediator designated by the American Arbitration Association (“AAA”) pursuant to its Construction Industry Mediation Rules. The mediation will be governed by and conducted pursuant to a mediation agreement negotiated by the parties or, if the parties cannot so agree, by procedures established by the mediator. The costs of a mediation conducted pursuant to this Section shall be shared equally between Owner and Design-Builder.
10.3 Litigation, Arbitration
10.3.1 Any claims, disputes or controversies between the parties arising out of or relating to the Agreement, or the breach thereof, which have not been resolved in accordance with the procedures set forth in Section 10.2 above shall be decided by a court of competent jurisdiction unless Owner and Design-Builder mutally agree in writing to have the dispute or controversy resolved through arbitration in accordance with the Construction Industry Arbitration Rules of the AAA then in effect, unless the parties mutually agree otherwise.
10.3.2 If the Owner and Design-Builder agree to arbitration, the award of the arbitrator(s) shall be final and binding upon the parties without the right of appeal to the courts. Judgment may be entered upon it in accordance with applicable law by any court having jurisdiction thereof.
10.3.3 Design-Builder and Owner expressly agree that any litigation or arbitration pursuant to this Section 10.3 may be joined or consolidated with any litigation or arbitration involving any other person or entity (i) necessary to resolve the claim, dispute or controversy, or (ii) substantially involved in or affected by such claim, dispute or controversy. Both Design-Builder and Owner will include appropriate provisions in all contracts they execute with other parties in connection with the Project to require such joinder or consolidation.
10.3.4 The prevailing party in any litigation, arbitration, or any other final, binding dispute proceeding upon which the parties may agree, shall be entitled to recover from the other party reasonable attorneys’ fees and expenses incurred by the prevailing party.

10.4 | Duty to Continue Performance

10.4.1 Unless provided to the contrary in the Contract Documents, Design-Builder shall continue to perform the Work and Owner shall continue to satisfy its payment obligations to Design-Builder, pending the final resolution of any dispute or disagreement between Design-Builder and Owner.

DBIA Document No. 535 Standard Form of General Conditions | Page 17
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
10.5 CONSEQUENTIAL DAMAGES. EXCEPT AS OTHERWISE PROVIDED FOR IN THIS SECTION, NEITHER DESIGN-BUILDER NOR OWNER SHALL BE LIABLE TO THE OTHER FOR ANY CONSEQUENTIAL LOSSES OR DAMAGES, WHETHER ARISING IN CONTRACT, WARRANTY, TORT (INCLUDING NEGLIGENCE), STRICT LIABILITY OR OTHERWISE, INCLUDING BUT NOT LIMITED TO LOSSES OF USE, PROFITS, BUSINESS, REPUTATION OR FINANCING, TO THE EXTENT THE TOTAL AMOUNT OF SUCH LOSSES AND DAMAGES EXCEED [***************************************************************] AND, IN ADDITION TO SUCH LIMITATION, IN THE EVENT THE CONSEQUENTIAL DAMAGES ARISE OUT OF OWNER’S INABILITY TO OPERATE ITS FACILITY DUE TO ANY FAULT, BREACH OR NEGLECT OF DESIGN-BUILDER, CONSEQUENTIAL DAMAGES SHALL NOT BE ASSESSED AGAINST DESIGN-BUILDER UNTIL AFTER DESIGN-BUILDER HAS BEEN PROVIDED [***********] DAYS TO REMEDY THE ISSUE AND THEN SUCH ASSESSMENT OF CONSEQUENTIAL DAMAGES SHALL ONLY BE FOR DAMAGES INCURRED AFTER SAID [***********] DAYS. THE FOREGOING LIMITATION ON THE AMOUNT OF CONSEQUENTIAL LOSSES AND DAMAGES THAT MAY BE RECOVERED SHALL NOT BE APPLICABLE TO (1) LOSSES OR DAMAGES THAT ARE COVERED BY VALID AND COLLECTIBLE INSURANCE PROCURED BY EITHER PARTY AS REQUIRED BY THIS AGREEMENT IF THE LOSSES OR DAMAGES WOULD BE COVERED BY SUCH INSURANCE IN THE ABSENCE OF THE LIMITATION IN THE FIRST SENTENCE OF THIS SECTION, (2) EITHER PARTY’S INDEMNIFICATION OBLIGATIONS UNDER SECTIONS 7.1, 7.2, OR 7.3, EXCEPT AS PROVIDED IN THE FOLLOWING SENTENCE, (3) EITHER PARTY’S INDEMNIFICATION OBLIGATIONS UNDER SECTIONS 7.4 OR 7.5 ARISING OUT OF LOSSES OR DAMAGES THAT ARE COVERED BY VALID AND COLLECTIBLE INSURANCE PROCURED BY EITHER PARTY AS REQUIRED BY THIS AGREEMENT IF THE LOSSES OR DAMAGES WOULD BE COVERED BY SUCH INSURANCE IN THE ABSENCE OF THE LIMITATION IN THE FIRST SENTENCE OF THIS SECTION, EXCEPT AS PROVIDED IN THE FOLLOWING SENTENCE, AND (4) DESIGN-BUILDER’S OBLIGATION, IF ANY, TO PAY LIQUIDATED DAMAGES UNDER THIS AGREEMENT. EXCEPTION NUMBERS 2 AND 3 IN THE PRECEDING SENTENCE SHALL NOT APPLY TO INDEMNIFICATION OBLIGATIONS, IF ANY, RELATED TO CLAIMS, LOSSES, OR DAMAGES ALLEGED, RAISED OR BROUGHT AGAINST OWNER, T. MARZETTI COMPANY, LANCASTER COLONY CORPORATION, OR ANY OF THEIR RESPECTIVE PARENT, SUBSIDIARY OR AFFILIATED COMPANIES (COLLECTIVELY, “THE OWNER INDEMNIFIED PARTIES”) BY ANY OF THE OTHER OWNER INDEMNIFIED PARTIES. NOTHING IN THE PRECEDING SECTION IS INTENDED TO DEFINE THE INDEMNIFICATION OBLIGATIONS, IF ANY, WITH RESPECT TO CLAIMS, LOSSES, OR DAMAGES ALLEGED, RAISED, OR BROUGHT AGAINST ONE OR MORE OF THE OWNER INDEMNIFIED PARTIES BY ANY PERSON OR ENTITY.
10.5.1 LIMITATION OF LIABILITY FOR LIQUIDATED DAMAGES.
IN ALL CIRCUMSTANCES, IN THE EVENT DESIGN-BUILDER IS LIABLE FOR LIQUIDATED DAMAGES, SUCH DAMAGES SHALL BE CAPPED AT AND NOT EXCEED FIVE PERCENT (5%) OF THE GMP.
Article 11
Stop Work and Termination for Cause
11.1 Owner’s Right to Stop Work
11.1.1 Owner may, without cause and for its convenience, order Design-Builder in writing to stop and suspend the Work. Such suspension shall not exceed sixty (60) consecutive days or aggregate more than ninety (90) days during the duration of the Project.
11.1.2 Design-Builder is entitled to seek an adjustment of the Contract Price and/or Contract Time(s) if its cost or time to perform the Work has been adversely impacted by any suspension of stoppage of work by Owner.

11.2 | Owner’s Right to Perform and Terminate for Cause

11.2.1 If Design-Builder fails to (i) persistently provide a sufficient number of skilled workers, (ii) supply the materials required by the Contract Documents, (iii) comply with applicable Legal Requirements, (iv) timely pay, without good cause, Design Consultants or Subcontractors, (v) prosecute the Work with promptness and diligence to ensure that

DBIA Document No. 535 Standard Form of General Conditions | Page 18
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
the Work is completed by the Contract Time(s), as such times may be adjusted, or (vi) perform material obligations under the Contract Documents, then Owner, in addition to any other rights and remedies provided in the Contract Documents or by law, shall have the rights set forth in Sections 11.2.2 and 11.2.3 below.
11.2.2 Upon the occurrence of an event set forth in Section 11.2.1 above, Owner may provide written notice to Design-Builder that it intends to terminate the Agreement unless the problem cited is cured, or commenced to be cured, within seven (7) days of Design-Builder’s receipt of such notice. If Design-Builder fails to cure, or reasonably commence to cure, such problem, then Owner may give a second written notice to Design-Builder of its intent to terminate within an additional seven (7) day period. If Design-Builder, within such second seven (7) day period, fails to cure, or reasonably commence to cure, such problem, then Owner may declare the Agreement terminated for default by providing written notice to Design-Builder of such declaration.
11.2.3 Upon declaring the Agreement terminated pursuant to Section 11.2.2 above, Owner may enter upon the premises and take possession, for the purpose of completing the Work, of all materials thereon which have been purchased or provided for the performance of the Work, all of which Design-Builder hereby transfers, assigns and sets over to Owner for such purpose, and to employ any person or persons to complete the Work and provide all of the required labor, services, materials, equipment and other items. In the event of a termination under Section 11.2 hereof, and upon the request by Owner, Design-Builder shall also assign to Owner any subcontracts, rental agreements, consultant contracts, and other contracts that Design-Builder entered into for performance of the Work. Also, in the event of such termination, Owner shall be entitled to take possession of all of the Work, both completed and uncompleted, and including any equipment and materials which are part of the Work or which Design-Builder has obtained to incorporate into or otherwise provide as part of the Work. In addition, in the event of such termination, Design-Builder shall not be entitled to receive any further payments under the Contract Documents until the Work shall be finally completed in accordance with the Contract Documents. At such time, if the unpaid balance of the Contract Price exceeds the cost and expense incurred by Owner in completing the Work, such excess shall be paid by Owner to Design-Builder. Notwithstanding the preceding sentence, if the Agreement establishes a Guaranteed Maximum Price, Design-Builder will only be entitled to be paid for Work performed prior to its default. If Owner’s cost and expense of completing the Work exceeds the unpaid balance of the Contract Price, then Design-Builder shall be obligated to pay the difference to Owner. Such costs and expense shall include not only the cost of completing the Work, but also losses, damages, costs and expense, including attorneys’ fees and legal expenses, incurred by Owner in connection with the reprocurement and defense of claims arising from Design-Builder’s default.
11.3 Design-Builder’s Right to Stop Work
11.3.1 Design-Builder may, in addition to any other rights afforded under the Contract Documents or at law, stop work for the following reasons:

.1 | Owner’s failure to provide financial assurances as required under Section 3.3 hereof; or

.2 | Owner’s failure to pay undisputed amounts properly due under Design-Builder’s Application for Payment and the terms of the Contract Documents.

11.3.2 Should any of the events set forth in Section 11.3.1 above occur, Design-Builder has the right to provide Owner with written notice that Design-Builder will stop work unless said event is cured within seven (7) days from Owner’s receipt of Design-Builder’s notice. If Owner does not cure the problem within such seven (7) day period, Design-Builder may stop work. In such case, Design-Builder shall be entitled to make a claim for adjustment to the Contract Price to the extent the cost of performance has been adversely impacted by such stoppage and/or to the Contract Time to the extent the critical path of the Project has been delayed.

11.4 | Design-Builder’s Right to Terminate for Cause

11.4.1 Design-Builder, in addition to any other rights and remedies provided in the Contract Documents or by law, may terminate the Agreement for cause for the following reasons:

DBIA Document No. 535 Standard Form of General Conditions | Page 19
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.

.1 | The Work has been stopped for sixty (60) consecutive days, or more than ninety (90) days during the duration of the Project, because of court order, any government authority having jurisdiction over the Work, or orders by Owner under Section 11.1.1 hereof, provided that such stoppages are not due to the acts or omissions of Design-Builder or anyone for whose acts Design-Builder may be responsible.

.2 | Owner’s failure to provide Design-Builder with any information, permits or approvals that are Owner’s responsibility under the Contract Documents which result in the Work being stopped for sixty (60) consecutive days, or more than ninety (90) days during the duration of the Project, even though Owner has not ordered Design-Builder in writing to stop and suspend the Work pursuant to Section 11.1.1 hereof.

.3 | Owner’s failure to cure the problems set forth in Section 11.3.1 above after Design-Builder has stopped the Work in accordance with the terms of Section 11.3.2 above.

11.4.2 Upon the occurrence of an event set forth in Section 11.4.1 above, Design-Builder may provide written notice to Owner that it intends to terminate the Agreement unless the problem cited is cured, or commenced to be cured, within seven (7) days of Owner’s receipt of such notice. If Owner fails to cure, or reasonably commence to cure, such problem, then Design-Builder may give a second written notice to Owner of its intent to terminate within an additional seven (7) day period. If Owner, within such second seven (7) day period, fails to cure, or reasonably commence to cure, such problem, then Design-Builder may declare the Agreement terminated for default by providing written notice to Owner of such declaration. In such case, Design-Builder shall be entitled to recover in the same manner as if Owner had terminated the Agreement for its convenience under Article 8 of the Agreement.

11.5 | Bankruptcy of Owner or Design-Builder

11.5.1 If either Owner or Design-Builder institutes or has instituted against it a case under the United States Bankruptcy Code (such party being referred to as the Bankrupt Party), such event may impair or frustrate the Bankrupt Party’s ability to perform its obligations under the Contract Documents. Accordingly, should such event occur:

.1 | The Bankrupt Party, its trustee or other successor, shall furnish, upon request of the non-Bankrupt Party, adequate assurance of the ability of the Bankrupt Party to perform all future material obligations under the Contract Documents, which assurances shall be provided within ten (10) days after receiving notice of the request; and

.2 | The Bankrupt Party shall file an appropriate action within the bankruptcy court to seek assumption or rejection of the Agreement within sixty (60) days of the institution of the bankruptcy filing and shall diligently prosecute such action.

If the Bankrupt Party fails to comply with its foregoing obligations, the non-Bankrupt Party shall be entitled to request the bankruptcy court to reject the Agreement, declare the Agreement terminated and pursue any other recourse available to the non-Bankrupt Party under this Article 11.
11.5.2 The rights and remedies under Section 11.5.1 above shall not be deemed to limit the ability of the non-Bankrupt Party to seek any other rights and remedies provided by the Contract Documents or by law, including its ability to seek relief from any automatic stays under the United States Bankruptcy Code or the right of Design-Builder or Owner to stop Work or terminate the Agreement under any applicable provision of these General Conditions of Contract.
Article 12
Miscellaneous
12.1 Assignment
12.1.1 Neither Design-Builder nor Owner shall, without the written consent of the other assign, transfer or sublet any portion or part of the Work or the obligations required by the Contract Documents.

DBIA Document No. 535 Standard Form of General Conditions | Page 20
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |

Portions of this exhibit that have been marked by [***] have been omitted pursuant to a request for confidential treatment filed separately with the Securities and Exchange Commission.
12.2 Successorship
12.2.1 Design-Builder and Owner intend that the provisions of the Contract Documents are binding upon the parties, their employees, agents, heirs, successors and assigns.
12.3 Governing Law
12.3.1 The Agreement and all Contract Documents shall be governed by the laws of the place of the Project, without giving effect to its conflict of law principles.
12.4 Severability
12.4.1 If any provision or any part of a provision of the Contract Documents shall be finally determined to be superseded, invalid, illegal, or otherwise unenforceable pursuant to any applicable Legal Requirements, such determination shall not impair or otherwise affect the validity, legality, or enforceability of the remaining provision or parts of the provision of the Contract Documents, which shall remain in full force and effect as if the unenforceable provision or part were deleted.
12.5 No Waiver
12.5.1 The failure of either Design-Builder or Owner to insist, in any one or more instances, on the performance of any of the obligations required by the other under the Contract Documents shall not be construed as a waiver or relinquishment of such obligation or right with respect to future performance.
12.6 Headings
12.6.1 The headings used in these General Conditions of Contract, or any other Contract Document, are for ease of reference only and shall not in any way be construed to limit or alter the meaning of any provision.
12.7 Notice
12.7.1 Whenever the Contract Documents require that notice be provided to the other party, notice will be deemed to have been validly given and received (i) if delivered in person to the individual intended to receive such notice, (ii) four (4) days after being sent by registered or certified mail, postage prepaid to the address indicated in the Agreement (iii) if transmitted by facsimile or email, by the time stated in a machine generated confirmation that notice was received at the facsimile number of the intended recipient or as stated in email records, or (iv) if transmitted by Federal Express, UPS Overnight or Priority Service, or United States Postal Service Overnight or Priority Mail, the date of delivery reflected in the records created and maintained by the courier company or agency.|
12.8 Amendments
12.8.1 The Contract Documents may not be changed, altered, or amended in any way except in writing signed by a duly authorized representative of each party.

DBIA Document No. 535 Standard Form of General Conditions | Page 21
of Contract Between Owner and Design-Builder |
© 1998 Design-Build Institute of America |
4817-4832-0372, v.1 |
4817-4555-1989, v.1 |
4820-3851-8651, v.1 |