XML 47 R18.htm IDEA: XBRL DOCUMENT
v3.8.0.1

CONTINGENCIES AND COMMITMENTS | 12 Months Ended
--- | ---
Dec. 31, 2017
Commitments and Contingencies Disclosure [Abstract] |
CONTINGENCIES AND COMMITMENTS | CONTINGENCIES AND COMMITMENTS The Company is subject to various routine legal proceedings in the normal conduct of its business, primarily involving commercial claims, workers’ compensation claims, and claims for personal injury under general maritime laws of the United States and the Jones Act. While the outcome of these lawsuits, legal proceedings and claims cannot be predicted with certainty, management believes that the outcome of any such proceedings, even if determined adversely, would not have a material adverse effect on the financial position, results of operations or cash flows of the Company. During the year ended December 31, 2017, we incurred operating losses totaling $34.5 million related to cost overruns and delays that we encountered in the newbuild construction of two multi-purpose service vessels that we are building for a customer within our Shipyard Division. These vessels are some of the most technologically-advanced vessels in their class. The cost overruns relate primarily to complexities with the installation of the power and communications systems. We believe the best course of action for the Company is to perform additional engineering and construction planning to ensure we are meeting the contractual performance requirements for these vessels and mitigating any further construction risk. With the additional electrical engineering, planning and construction estimates, the estimated delivery dates of the vessels will be extended beyond the contractual delivery dates, and we estimate that the maximum amount of liquidated damages of $11.2 million will be incurred in the absence of a signed amendment with the customer. We have included the maximum liquidated damages in our 2017 loss provision above and reduced our estimate of the contract price. We continue to work with the customer to complete the contract in a manner that is acceptable to both parties; however, resolution with this customer could take several months. We can provide no assurance that we will be successful in signing an amendment to the contract, or that in the event we are successful in negotiating an amendment, as to when such an amendment will be signed or if such amendment will result in recovery of any cost overruns or liquidated damages that we have recognized to date. We believe that our estimates to complete the vessels are reasonable; however, we cannot guarantee that we will not incur additional costs as we negotiate with our customer.

X
- References No definition available. + Details
Name: | us-gaap_CommitmentsAndContingenciesDisclosureAbstract
Namespace Prefix: | us-gaap_
Data Type: | xbrli:stringItemType
Balance Type: | na
Period Type: | duration

X
- Definition The entire disclosure for commitments and contingencies. + References Reference 1: http://www.xbrl.org/2003/role/presentationRef -Publisher FASB -Name Accounting Standards Codification -Topic 450 -URI http://asc.fasb.org/topic&trid=2127136 Reference 2: http://www.xbrl.org/2003/role/presentationRef -Publisher FASB -Name Accounting Standards Codification -Topic 440 -URI http://asc.fasb.org/topic&trid=2144648 + Details
Name: | us-gaap_CommitmentsAndContingenciesDisclosureTextBlock
Namespace Prefix: | us-gaap_
Data Type: | nonnum:textBlockItemType
Balance Type: | na
Period Type: | duration