XML 56 R23.htm IDEA: XBRL DOCUMENT
v3.8.0.1

Gallatin Coal Combustion Residual Facilities (Notes) | 6 Months Ended
--- | ---
Mar. 31, 2018
Gallatin Coal Combustion Residuals Facilities [Abstract] |
Gallatin coal combustion residual facilities [Text Block] | Gallatin Coal Combustion Residual Facilities Background TVA is planning to close wet coal combustion residuals ("CCR") impoundments in accordance with federal and applicable state requirements when (1) coal-fired plants are converted to dry CCR processes and dry storage landfills become operational or (2) the related plant operations cease. Closure project schedules and costs are driven by the selected closure technology. The impoundments at Gallatin are pending additional studies to determine the final closure methodology and schedule. While plans are currently being formulated for the CCR closure methodology for Gallatin, TVA is involved in two lawsuits relating to alleged discharges of pollutants from the CCR facilities at Gallatin. Lawsuit Brought by TDEC. In January 2015, the Tennessee Department of Environment and Conservation ("TDEC") filed a lawsuit against TVA in the Chancery Court for Davidson County, Tennessee. The lawsuit alleges that pollutants have been discharged into waters of the State from CCR facilities at Gallatin in violation of the Tennessee Water Quality Control Act and the Tennessee Solid Waste Disposal Act. TDEC seeks injunctive relief, which could include an order requiring TVA to relocate the CCR facilities. TDEC also requested civil penalties of up to $17,000 per day for each day TVA is found to have violated the statutes. In February 2015, the court issued an order allowing Tennessee Scenic Rivers Association ("TSRA") and Tennessee Clean Water Network ("TCWN") to intervene in the case, and in January 2016, the court ordered TVA, among other things, to develop and submit to TDEC an environmental investigation plan and an environmental assessment report. On August 4, 2017, TDEC filed an amended complaint adding new facts, claims, and causes of action. Consequently, on August 10, 2017, TVA removed the case from state court to federal court. The case is now in the United States District Court for the Middle District of Tennessee. The plaintiffs have filed motions requesting that the case be remanded to state court and briefing on the motions has been completed. Lawsuit Brought by TSRA and TCWN. In April 2015, TSRA and TCWN filed a lawsuit against TVA in the United States District Court for the Middle District of Tennessee alleging that pollutants have been discharged into the Cumberland River from CCR facilities at Gallatin in violation of the Clean Water Act ("CWA"). The plaintiffs are seeking injunctive relief, including an order requiring TVA to relocate the CCR facilities, civil penalties of up to $37,500 per violation per day, and attorneys' fees. Trial in this action began on January 30, 2017, and concluded February 2, 2017. On August 4, 2017, the court issued a decision largely in favor of the plaintiffs (the "August 2017 Order"), finding that TVA had discharged pollutants into the Cumberland River in the past and that the discharge was likely ongoing. The court ordered TVA to excavate the CCR materials and move them to a lined facility. The court further required TVA to file within 30 days a timetable for excavating and removing the material. The court did not assess any monetary penalties against TVA for the CWA violations, citing the fact that its order to relocate the CCR material would cause TVA to incur significant costs. On September 5, 2017, TVA submitted the required timetable, which assumes that a new lined facility can be permitted and built on the Gallatin site. The process of obtaining the necessary permits, constructing the facility, and moving all of the CCR materials is estimated to take approximately 24 years. Under current regulations, TVA would be required to monitor the existing facilities and the new facility for 30 years after closure. The estimated cost of the potential Gallatin CCR project is approximately $900 million. At March 31, 2018, related liabilities of $871 million and $26 million were recorded in Other long-term liabilities and Accounts payable and accrued liabilities, respectively. Prior to the court's decision, TVA had anticipated spending approximately $200 million to cap and close the existing CCR facilities. On October 2, 2017, TVA appealed the court's decision to the United States Court of Appeals for the Sixth Circuit ("Sixth Circuit"). On January 30, 2018, TVA filed its appellate brief, and on February 7, 2018, 18 states and numerous other entities who were not parties to the case, including the Tennessee Valley Public Power Association and the U.S. Chamber of Commerce, filed “friends of the court” briefs in support of TVA's appeal. On March 15, 2018, the plaintiffs filed their brief urging that the district court's decision be affirmed, and on March 22, 2018, several other entities (including the State of Tennessee and four other states) filed “friends of the court” briefs in support of the plaintiffs. Briefing was completed on April 12, 2018, with the filing of TVA's reply brief. The parties have requested oral argument, which is likely to be scheduled in late CY 2018. Financial Impact In August 2017, TVA began using regulatory accounting treatment to defer expected future costs of compliance with orders or settlements related to lawsuits involving the Gallatin CCR facilities. The TVA Board approved a plan to amortize these costs over the anticipated duration of the Gallatin CCR facilities project (excluding post-closure care), beginning October 1, 2018, as amounts are included in rates or paid out. TVA has estimated these costs to be approximately $900 million. These costs include, among other things, environmental studies concerning the existing and new facilities, the licensing activities for the new facility, design and construction of the new facility, relocating the material from the existing facilities to the new facility, closing the existing facilities, monitoring activities, and an amount of additional costs reflecting the expected impacts of inflation given the anticipated duration of the project. The costs do not include such items as any additional order or penalty arising from the TDEC lawsuit, which cannot be reasonably estimated at this time. TVA has not discounted this environmental obligation to a present value amount. TVA also committed in its timetable to complete capital projects related to construction of a permanent bottom ash dewatering facility and wastewater process ponds. These capital projects, which are not included in the estimate for cleanup costs above, are estimated to cost approximately $91 million and be completed by 2020. It is reasonably possible that TVA will not be able to obtain the necessary permits to build the facility on the Gallatin site and will be required to move the CCR materials offsite. Offsite relocation would materially increase both the cost and the time to comply with the August 2017 Order. TVA has estimated that if it is required to relocate the materials to a facility off the Gallatin site, TVA may incur up to $2.0 billion in expenses. These costs include, among other things, environmental studies concerning the existing and new facilities, the licensing activities for the new facility, design and construction of the new facility, relocating the material from the existing facilities to the new facility, closing the existing facilities, monitoring activities, and an amount of additional costs reflecting the expected impacts of inflation given the anticipated duration of the project. The process of obtaining the necessary permits for offsite disposal, locating or constructing an offsite facility, and moving all of the CCR materials offsite is estimated to take approximately 40 years. TVA would also be required to monitor the existing facilities and the offsite facility for 30 years after the facilities are closed, based on current regulations. The ultimate cost of the removal project will depend on actual timing and results of ongoing litigation, environmental studies, licensing, permitting, site subsurface conditions, contractor availability, weather, equipment, available material resources, and other contingency factors. These contingency factors could cause the project cost estimate to change materially in the near term. TVA updates its estimate for project costs as changes in these factors are determined to be probable of occurring.

X
- Definition Gallatin Coal Combustion Residuals Facilities [Abstract] + References No definition available. + Details
Name: | tve_GallatinCoalCombustionResidualsFacilitiesAbstract
Namespace Prefix: | tve_
Data Type: | xbrli:stringItemType
Balance Type: | na
Period Type: | duration

X
- Definition Gallatin coal combustion residual facilities + References No definition available. + Details
Name: | tve_GallatincoalcombustionresidualfacilitiesTextBlock
Namespace Prefix: | tve_
Data Type: | nonnum:textBlockItemType
Balance Type: | na
Period Type: | duration